# Assessing Schedule Performance with Earned Value

Save this PDF as:
Size: px
Start display at page:

## Transcription

1 FEATURED PAPER OCTOBER 2007 Time Is Up: Assessing Schedule Performance with Earned Value By Robert Van De Velde Time drives projects. Quick and accurate evaluation of schedule performance is crucial. Quantitative assessment provides the PM and others with an objective measure of past performance and a reliable prediction of future performance. Earned Value has proven effective for evaluating cost performance, but it fails for schedule performance. A recent breakthrough, called Earned Schedule, corrects the problem and raises project time management to new prominence. What is EVM? Earned Value Management (EVM) is a technique for quantitatively assessing project performance. Simply put, EVM assigns a value to work that is planned (Planned Value, or PV) and that has been completed (Earned Value, or EV). Planned Value is the budgeted cost of the work to be performed. Earned Value is the budgeted cost of the work times the percent complete. Cost performance is measured by comparing EV and the actual cost of the work performed. Schedule performance is measured by comparing EV and PV. Details of these concepts have been developed over the past thirty years, supported by a host of mathematical formulas. As this article is oriented toward practical application, it focuses more on illustrations and everyday language than conceptual details and mathematics, although some theory and formulas are required. Benefits of EVM The following chart is a common representation of cost status on a project. It appears to show that project costs are tracking slightly below plan, and it seems reasonable to conclude that costs are not a concern. PM World Today is a free monthly ejournal. Free subscriptions available at: Page 1

2 Budgeted Cost vs. Actual Cost 1,000 Cost in \$ Jan Feb Mar Apr May Jun Elapsed Time The following EVM chart is based on the same underlying data, but it tells a different story. Planned Value vs. Earned Value 1,000 Cost in \$ Jan Feb Mar Apr May Jun Elapsed Time The Earned Value is tracking below plan and, worse, the gap is widening. That means not enough value has been delivered for the money spent, and the situation is deteriorating. Additional EVM calculations show that the estimated cost at completion will be over budget. The common representation is clearly uninformative, if not simply misleading. It lacks crucial information about how much should have been done for the cost expended. EVM fills in that information, showing the relationship between cost and time, plan and result. Constraints of EVM Studies have repeatedly shown that EVM is a useful technique for managing project cost. 1 EVM has not been as successful in assessing schedule performance. First, schedule performance is expressed in terms of cost, namely, Earned Value vs. Planned Value, rather than time, making PM World Today is a free monthly ejournal. Free subscriptions available at: Page 2

3 the measurements less intuitive. Worse, because schedule performance metrics compare EV and PV, they ultimately break down. At the end of a project the EV equals the PV, by definition. Consequently, a project that completes three months late shows zero variance between EV and PV and has a perfect schedule performance index (EV divided by PV). A misleading end state is bad enough, but the breakdown begins much earlier. After a project is about two-thirds complete, EVM schedule performance metrics become unreliable, as EV invariably converges on PV. 2 The use of EVM to manage schedules has been inhibited by these constraints. Fortunately, a recent breakthrough goes a long way toward lifting them. Earned Schedule Over the past several years, research has been published on a new approach to assessing schedule performance. 3 The seminal idea was developed by Walt Lipke, while working for the U.S. Air Force. Lipke s approach utilizes EV and PV, but it relates them more directly to time. Lipke calls the metric, Earned Schedule. The idea is simple and elegant. The amount of time that is earned on a project is measured by correlating EV, PV, and timeline. Earned Schedule is then used not only to calculate status but also to predict future results. Lipke s approach is illustrated with the following chart. To find the Earned Schedule, determine the EV at the Actual Time (AT), i.e., the current date. Most scheduling tools automatically calculate this value. Next, map the EV onto the PV curve. This is simple to do. The EV has the same cost as the PV; so, just project a line from EV to the PV curve (see the dotted line in the chart). PM World Today is a free monthly ejournal. Free subscriptions available at: Page 3

4 The point where EV intersects the PV curve implies the amount of time that has been earned: drop a line from the intersection point to the timeline. This represents the amount of time it took to get to the PV at the intersection point. Call this the Target Time, TT. Now, sum the time segments. Count the number of full periods between the project start and the Target Time. If TT is within a period, rather than aligned at a period end date, determine the fractional amount of time that has been earned. The ES is the total of the full time periods and the fractional amount (in the chart above, there are four full periods, Jan-Apr, and a fractional period in May). The Fractional Amount The calculation of the fractional amount is the only part of Lipke s approach that requires elaboration. The problem is that the Target Time is not known and cannot be directly calculated. So, there is no straightforward way to determine the fractional amount it must, therefore, be approximated. Lipke s approximation uses corresponding, known values from the PV curve. The PV at the start of the partial period is known, as is the PV at the end of the period. Planned Values are cumulative. Subtract the PV at the start from the PV at the end, and the amount of PV in the partial period is the remainder. This corresponds to the amount of time from the start to the end of the partial period. Similarly, the PV at the start of the partial period and the PV at the Target Time are known. (Remember, the PV at TT is equal to the Earned Value at the Actual Time.) Subtract the PV at the start of the partial period from the PV at TT, and the amount of PV up to TT is the remainder. This corresponds to the amount of time it took to achieve the desired PV. The fractional amount of the partial period is then calculated by placing the amount of PV up to TT over the amount up to the end. In this case, a formula makes it easier to see what is going on: PV Target Time PV Partial Period Start Time / PV Partial Period End Time PV Partial Period Start Time. In short, the fractional amount of time in the partial period is approximated by the fractional amount of Planned Value in the same period. (For a detailed explanation, see the Appendix.) Follow up studies have shown that the margin of error in the approximation is negligible. 4 Earned Schedule Calculations As stated previously, the total amount of ES equals the number of full periods plus the earned time in the partial period. Schedule variance is then defined as the difference between Earned Schedule and the Actual Time. As with cost variance in traditional EVM, a negative difference indicates that the project is behind schedule and a positive difference the opposite. Schedule performance is further assessed by calculating the ratio between ES and AT. Again, paralleling EVM, a schedule performance ratio (or index) less than one indicates problems and greater than one the opposite. PM World Today is a free monthly ejournal. Free subscriptions available at: Page 4

5 Unlike traditional EVM, Earned Schedule supports prediction of project duration and end date. The estimated duration of the project equals its planned duration divided by the schedule performance index. The projected end date is easily calculated by adding the estimated duration to the start date. 5 Requirements for Implementing ES The approach described above is not just a neat theory. It has actually been used to manage projects. What has emerged in doing so is a set of requirements for implementing Earned Schedule. The requirements first deal with generating the data needed for the ES calculations and then with performing the calculations themselves. Assume that the Project Manager (PM) creates a schedule and uses a scheduling tool. Manual calculation of ES is possible, but onerous. It is unlikely that PMs will use ES without automated support. Given this assumption, the PM needs to take the following three steps to ensure good quality data for the calculations: 1. Maintain the Schedule: the schedule must be kept up-to-date. This sounds obvious, but many PMs create a schedule at the start of a project and then leave it untouched for the duration. For ES to work, take the schedule seriously. Track work that is done and that remains. When necessary, re-jig the whole schedule. 2. Set a Baseline: the system needs a basis for measurement, and the baseline provides it. Again, many PMs are reluctant to set a baseline, perhaps because it represents a visible commitment to dates. To get over the psychological hurdle, set a preliminary baseline early in the project and then re-set it later for publication. Modifying the baseline will affect the ES calculations, but that is better than not having a baseline at all. 3. Enter Resources and Costs: PV and EV are keystones of the approach. Most scheduling tools use resources and their costs to automatically calculate EV and PV. Assign resources to tasks in the schedule and enter resource rates. The rates do not have to be exact approximations will do. Again, these points may seem obvious to experienced PMs, but in the field, they are often omitted. Taking these steps will ensure good quality data for ES evaluation. To perform the calculations, there are a couple of alternatives. Semi-Automatic: Many scheduling tools provide a function that enables PMs to extract a file of time-phased data. The time-phased data can then be input into the spreadsheet accompanying this article for the ES calculations. 6 It can be found by going to PM World Today is a free monthly ejournal. Free subscriptions available at: Page 5

6 For example, in MS Project (Project ), there is a Wizard called, Analyze Timescaled Data in Excel. 7 To produce the Excel file, execute the Wizard for the Entire Project, set the date to the Actual Time, add the Planned Value (BCWS) and the Earned Value (BCWP) to the output list, specify the time periods and units (e.g., months), and produce the time-phased data file. The total PV and EV for each period can easily be copied from the time-phased data file into the spreadsheet for further calculation. Here is a completed spreadsheet. Period Planned Value Earned Value Project Flight Deck ES Calculator Period Count Earned Schedule Schedule Variance Schedule Performance Index Estimated Duration Estimated Completion Date Enter values in bold: Jan \$182,400 \$192,000 Calculated Values: Jun-07 Feb \$312,000 \$312, Jun-07 Mar \$409,600 \$390, Jun-07 Apr \$537,600 \$496, Jun-07 May \$688,000 \$584, Jun-07 Jun \$832,000 \$668, Aug-07 Fully Automatic: Commercial plug-ins for standard scheduling tools are available. The report below, for instance, is produced by a MS Project plug-in that extracts the required data from MS Project, calculates the ES values, analyzes the results, and dynamically creates an Excel file to hold the output. Project Flight Deck : Schedule Tracking Baseline Schedule vs. Earned Schedule 7 Cumulative Months Jan Feb Mar Apr May Jun Schedule Variance(t) and SPI(t) Schedule Variance Jan Feb Mar Apr May Jun Schedule Performance Index Period Count Earned Earned Planned Schedule SPI(t) Estimated Estimated Schedule Value Cost Variance Duration End Date Jan \$192,000 \$182, Jun-07 Feb 2 2 \$312,000 \$312, Jul-07 Mar \$390,144 \$409, Jul-07 Apr \$496,000 \$537, Jul-07 May \$584,000 \$688, Jul-07 Jun \$668,800 \$832, Aug-07 Processing warning. Late finish detected. Increase number of periods. ProjectFlightDeck: Schedule Tracking Data for ES PM World Today is a free monthly ejournal. Free subscriptions available at: Page 6

7 Closing Comments Earned Schedule expresses schedule performance not in terms of cost, but in terms of time an intuitive approach. ES does not break down toward the end of a project. Projects finishing late show negative schedule variance and a performance index less than one. Traditional EVM lacked the ability to predict end date. ES supports estimation of duration and, therefore, completion date. ES has recently been extended to measure schedule adherence, enhancing its predictive capability. 8 Additional refinements and extensions of the ES approach will undoubtedly continue, as it is new and fertile theoretical ground. Equally challenging is ES implementation in the field. EVM adoption has grown slowly. Its traditional cost management focus has been an inhibitor, especially as time-drive (often, fixed price) projects have become the norm. Lipke s new approach will help remove this barrier. The increased professionalism evidenced by the growth in project management certifications will also help. Along with professionalism come both an expectation of disciplined practice and the use of more objective measures of project performance. The days of flying-by-the-seat-of-ourpants are over. Quantitative analysis does not replace experience and intuition, but it is a necessary supplement and support to them. Time is up. Higher expectations of Project Managers combined with increased emphasis on time-driven projects signal a turning point in project management practice. Now is the time to adopt techniques like Earned Schedule. Appendix The calculation of the fractional amount of earned schedule is briefly described in the text. A more detailed explanation follows. The chart below expands a portion of the diagram used earlier to describe Lipke s approach. PM World Today is a free monthly ejournal. Free subscriptions available at: Page 7

8 The basic idea is to express the value of the partial period as a fraction: B-A / C-A. The denominator takes the cumulative value at C and subtracts from it the cumulative value at A, leaving the value of the partial period as remainder. The numerator takes the cumulative value at B and subtracts from it the cumulative value at A, leaving the value of the earned part of the partial period. There is a problem: the Target Time, TT, is not known. Scheduling tools do not generate or track it. There is no simple calculation to derive it. Lipke states that interpolation is the answer. By interpolation, he means that the value of the fractional amount will be approximated by using known values from the planned value curve. Another diagram helps explain the approximation. Even though we do not know the key time, TT, we know its corresponding Planned Value, namely PV B. PV B is equal to the EV at AT. We also know the PV at A and at C, the start and end dates of the partial period. So, we can substitute the known PVs in the fraction stated previously, giving us this formula: PV B PV A / PV C PV A. Because the PV B = EV AT, the formula is generally expressed as follows: EV AT PV A / PV C PV A. In sum, because the time value of TT cannot be directly calculated, the value of the partial period is approximated by using corresponding, known values from the PV curve. PM World Today is a free monthly ejournal. Free subscriptions available at: Page 8

10 Robert Van de Velde Author Robert Van De Velde, PhD, PMP is an experienced project manager with a significant track record completing projects on time and on budget. He has delivered award-winning projects in financial services, natural resources, and telecommunications. His articles have appeared in the Journal of Systems Management and People and Information. Rob holds a Ph.D. and has earned certifications in project management and MS Project. His current research interests include techniques for managing time-driven projects, automation of project status analysis and reporting, and the use of advanced features in MS Project. Rob received his Ph.D. from the University of Toronto. He holds a B.Sc. from the University of Manitoba. He resides in Toronto, Canada. Rob operates a commercial Web Site that features plug-ins for MS Project. See for more information. You can reach Rob via at PM World Today is a free monthly ejournal. Free subscriptions available at: Page 10

### Earned Schedule Leads to Improved Forecasting

Lipke, Walt Norman, Oklahoma, USA Earned Schedule Leads to Improved Forecasting Abstract For project cost, analysts can predict the final value with some confidence using the Independent Estimate at Completion

### IQPC IT Project Management Conference Sydney Recent Advances in Project Prediction Techniques

IQPC IT Project Management Conference Sydney Recent Advances in Project Prediction Techniques Kym Henderson Former Education Director, PMI Sydney Chapter March 2003 to March 2007 Kym.Henderson@froggy.com.au

### An introduction to Earned Value Analysis

An introduction to Earned Value Analysis Prepared by: Suketu Nagrecha, MBA, PMP, CNA March 16, 2002 Earned Value Analysis - 2 Abstract Earned value analysis is a method of performance measurement. Many

### Schedule Adherence. and Rework Walt Lipke, PMI Oklahoma City Chapter. PUBLISHER s CHOICE

Schedule Adherence and Rework Walt Lipke, PMI Oklahoma City Chapter Abstract. When project performance is such that the product is delivered with expected functionality at the time and price agreed between

### Project Control with ProTrack

Project Control with ProTrack 1.0 (last update: 11/11/08) 1 Project Control with ProTrack by Mario Vanhoucke Professor at Ghent University and Vlerick Leuven Gent Management School (Belgium) Partner OR-AS

### Abstract. Earned Value Management Basics

Earned Schedule: A Breakthrough Extension to Earned Value Management Kym Henderson Education Director, Project Management Institute, Sydney Australia Chapter Abstract Earned Schedule (ES) analysis is a

### Schedule Adherence a useful measure for project management

Schedule Adherence a useful measure for project management Walt Lipke PMI Oklahoma City Chapter Abstract: Earned Value Management (EVM) is a very good method of project management. However, EVM by itself

### Why EVM Is Not Good for Schedule Performance Analyses (and how it could be )

Why EVM Is Not Good for Schedule Performance Analyses (and how it could be ) By Radenko Corovic, MBA Abstract Project performance researchers are unanimous that the conventional EVM (Earned Value Management)

### Project Duration Forecasting a comparison of Earned Value Management methods to Earned Schedule

Project Duration Forecasting a comparison of Earned Value Management methods to Earned Schedule Walt Lipke Member of Oklahoma City Chapter Project Management Institute (USA) Abstract: Earned Value Management

### INSE 6230 Total Quality Project Management

Lecture 5 Project Cost Management Project cost management introduction Estimating costs and budgeting Earned Value Management (EVM) 2 IT projects have a poor track record for meeting budget goals Cost

### TIME FORECASTING USING EARNED SCHEDULE

TIME FORECASTING USING EARNED SCHEDULE THE EUROPEAN EXPERIENCE (WITH THE HELP OF THE US) By Ing. Stephan Vandevoorde Manager Airport Systems, CofelyFabricom Director, EVM Europe Agenda The Start The beginnings

### Simple Earned Value (Using MS Project 2010)

Simple Earned Value (Using MS Project 2010) This document outlines a Simple Earned Value technique, a technique which sticks to a simple 0/100% Milestone approach with some Level of effort tasks maintained

### Earned Value Formulae

Earned Value Formulae This White Paper focuses on the basic values and formulae used in Earned Value calculations. Additional EV resources are available from http://www.mosaicprojects.com.au/techniques.html#earnedvalue

### Introduction to earn value management in Civil Engineering

3 rd World Conference on Applied Sciences, Engineering & Technology 27-29 September 2014, Kathmandu, Nepal Introduction to earn value management in Civil Engineering S. K. KAMANE, S. A. MAHADIK, A. C.

### Forecasting Project Schedule Completion by Using Earned Value Metrics

Forecasting Project Schedule Completion by Using Earned Value Metrics Ing. Stephan Vandevoorde Sr. Project Manager Fabricom Airport Systems svv@fabricom.be 1 Agenda Introduction Schedule performance indicators

### The Two Most Useful Earned Value Metrics: the CPI and the TCPI

PM WORLD TODAY SECOND EDITIONS JUNE 2009 Editor s note: Second Editions are papers that have been previously published that have continued relevance and deserve additional visibility. The paper below was

### Estimating Cost at Completion - Judgment & EV Information

Page 1 of 10 Estimating Cost at Completion - Judgment & EV Information Cost estimating is often called a "black art" and, too often, estimates are structured to fit some predetermined idea of a number

### Pune, MH, India. 2 P.G. Student, Imperial College of Engineering & Research, Wagholi, Pune, MH, India. wit.vaishnavi@gmail.com

COST CONTROL AND TRACKING OF A BUILDING BY EARNED VALUE METHOD Dr. Arun Dhawale 1 Vaishnavi Tuljapurkar 2 1 Head of Department, Associate Professor, Department of Civil Engineering, Imperial College of

### LEADING EDGE FORUM CSC PAPERS 2012 EARNED SCHEDULE: FROM EMERGING PRACTICE TO PRACTICAL APPLICATION

LEADING EDGE FORUM CSC PAPERS 2012 EARNED SCHEDULE: FROM EMERGING PRACTICE TO PRACTICAL APPLICATION Author Bill Mowery MPM, PMP Keywords Earned Value Management, Earned Schedule, Project Management, Cost

### Earned value method as a tool for project control

Budownictwo i Architektura 3 (2008) 15-32 Earned value method as a tool for project control Institute of Construction, Faculty of Civil and Sanitary Engineering, Lublin University of Technology, 20-618

### Earned Schedule application to Project Management

Earned Schedule application to Project Management Walt Lipke PMI - Oklahoma City +1 405 364 1594 waltlipke@cox.net www.earnedschedule.com \$\$ The ES idea is to determine the time at which the EV accrued

### CPM -100: Principles of Project Management

CPM -100: Principles of Project Management Lesson B: Time and Cost Management Presented by Bruce R. Shaw, P.E., PMP starshaw@starpower.net Ph: 703-922-2772 Presented at the PMI-CPM 2002 Fall Conference

### Project Management Institute. Practice Standard for EARNED VALUE MANAGEMENT. Global

Project Management Institute Practice Standard for EARNED VALUE MANAGEMENT Global Project Management Institute Practice Standard for Earned Value Management Practice Standard for Earned Value Management

### Chapter 7: Project Cost Management. Munawar moenawar@gmail.com

Chapter 7: Project Cost Management Munawar moenawar@gmail.com Learning Objectives Understand the importance of project cost management. Explain basic project cost management principles, concepts, and terms.

### Earned Value Management Guidelines

Effective Date: April 21, 2009 Status: Revision 1 Supersedes: NA Document Owner: Director, Environmental and Engineering Program Introduction This paper provides guidance and recommendations for the application

### Earned Value and Agile Reporting

Earned Value and Agile Reporting Anthony Cabri, Mike Griffiths Quadrus Development Inc. Abstract This paper reviews the concepts of Earned Value Management established in traditional project management,

### EARNED VALUE MANAGEMENT. CASE STUDY USING MICROSOFT PROJECT

EARNED VALUE MANAGEMENT. CASE STUDY USING MICROSOFT PROJECT Assoc. Prof. Anca Mehedintu Ph. D University of Craiova Faculty of Economics and Business Administration Craiova, Romania Prof. Cerasela Pirvu

### The To Complete Performance Index

The To Complete Performance Index transforming project performance Walt Lipke 1.1 PMI - Oklahoma City Chapter 1.0 +1 405 364 1594 waltlipke@cox.net www.earnedschedule.com Index 1.3 1.2 TCPI vs CPI TCPI

### Project Management Using Earned Value

Project Management Using Earned Value Third Edition Gary C. Humphreys Earned Value Management Consulting Training 2002, 2011, 2014 Gary C. Humphreys Humphreys & Associates, Inc. All rights reserved. No

### Abstract number: 020-0888. Abstract title: Adding Value to Earned Value Analysis

Abstract number: 020-0888 Abstract title: Adding Value to Earned Value Analysis Authors: Prof. dr. Mario Vanhoucke Ghent University and Vlerick Leuven Gent Management School Tweekerkenstraat 2 9000 Gent,

### EARNED VALUE MANAGEMENT SYSTEM AS A PROJECT MANAGEMENT TOOL FOR MAJOR MULTI-DISCIPLINARY PROJECTS

14 EARNED VALUE MANAGEMENT SYSTEM AS A PROJECT MANAGEMENT TOOL FOR MAJOR MULTI-DISCIPLINARY PROJECTS Dr. P.B.G. Dissanayake 1 1 Department of Civil Engineering, Faculty of Engineering, University of Peradeniya

### BEYOND EARNED VALUE: A Better Practice for Monitoring Project Performance 2012 Dr. Kenneth F. Smith, PMP ; Project Management Consultant

BEYOND EARNED VALUE: A Better Practice for Monitoring Project Performance 2012 Dr. Kenneth F. Smith, PMP ; Project Management Consultant Introduction Earned Value (EV) has been around since the 1960 s

### Resource Management Spreadsheet Capabilities. Stuart Dixon Resource Manager

Resource Management Spreadsheet Capabilities Stuart Dixon Resource Manager Purpose Single view of resource data Shows rolling demand vs supply for 14 months, 2 months back, current month, and 11 forward

### Brainstorm. What is Cost and Project Cost Management?

Brainstorm Suppose you need to create a network from scratch in your organization's headquarter. Your project is named HQ Network. Your major deliverables includes: LAN, WAN, server room, workstations,

### USING TIME SERIES CHARTS TO ANALYZE FINANCIAL DATA (Presented at 2002 Annual Quality Conference)

USING TIME SERIES CHARTS TO ANALYZE FINANCIAL DATA (Presented at 2002 Annual Quality Conference) William McNeese Walt Wilson Business Process Improvement Mayer Electric Company, Inc. 77429 Birmingham,

### Project Execution - PM Elements

Performance Initial Release 1. Introduction to Project Tracking and Reviewing Once a project has advanced to the phase of performance, the consistent and constant flow of information on the true status

### A Comparison of PMI s PMBOK Guide Versions 4 & 3

PM WORLD TODAY FEATURED PAPER MAY 2009 A Comparison of PMI s PMBOK Guide Versions 4 & 3 By Germán Bernate The Project Management Institute PMI announced on December 31, 2008 the availability of PMBOK Version

### Project Cost Management

Project Cost Management Study Notes PMI, PMP, CAPM, PMBOK, PM Network and the PMI Registered Education Provider logo are registered marks of the Project Management Institute, Inc. Points To Note Please

### Information Technology Project Management, Sixth Edition. Note: See the text itself for full citations. More courses at cie-wc.edu

Management, Sixth Edition Note: See the text itself for full citations. More courses at cie-wc.edu Understand the importance of project cost management Explain basic project cost management principles,

### PROJECTS SCHEDULING AND COST CONTROLS

Professional Development Day September 27th, 2014 PROJECTS SCHEDULING AND COST CONTROLS Why do we need to Control Time and Cost? Plans are nothing; Planning is everything. Dwight D. Eisenhower Back to

### AACE International Recommended Practice No. 86R 14

AACE International Recommended Practice No. 86R 14 VARIANCE ANALYSIS AND REPORTING TCM Framework: 9.1 Project Cost Accounting 9.2 Progress and Performance Measurement 10.1 Project Performance Assessment

### PROJECT COST MANAGEMENT

7 PROJECT COST MANAGEMENT Project Cost Management includes the processes required to ensure that the project is completed within the approved budget. Figure 7 1 provides an overview of the following major

### OBJECTIVE ASSESSMENT OF FORECASTING ASSIGNMENTS USING SOME FUNCTION OF PREDICTION ERRORS

OBJECTIVE ASSESSMENT OF FORECASTING ASSIGNMENTS USING SOME FUNCTION OF PREDICTION ERRORS CLARKE, Stephen R. Swinburne University of Technology Australia One way of examining forecasting methods via assignments

### L10: Budgeting and Cost Control. Olivier de Weck

ESD.36 System Project Management + L10: Budgeting and Cost Control Instructor(s) Olivier de Weck Lecture 10 Oct. 11, 2012 System Project Management ESD.36 Framework Project Preparation Enterprise has chosen

### Towards a Complete Earned Value Analysis. Sam Sharp and Peter Hall. Paper # 166

Towards a Complete Earned Value Analysis Sam Sharp and Peter Hall Paper # 166 Planned vs Actual A purely accounting approach to project tracking involves the monitoring of status by simply comparing actual

### earned value management

earned value management in control of big productions an eyeon white paper october 2013 1 contents 4 ly escalation 5 linking and cost control 6 cost forecasting 6 implementation towards effective project

### Brillig Systems Making Projects Successful

Metrics for Successful Automation Project Management Most automation engineers spend their days controlling manufacturing processes, but spend little or no time controlling their project schedule and budget.

### Earned Value Management Tutorial Module 1: Introduction to Earned Value Management. Prepared by:

Earned Value Management Tutorial Module 1: Introduction to Earned Value Management Prepared by: Module1: Introduction to Earned Value Welcome to Module 1. The objective of this module is to introduce you

### Roles: Scrum Master & Project Manager

Roles: Scrum Master & Project Manager Scrum Master: Facilitate collaborative meetings Track team performance Remove impediments (Risk, Issue) Validate team alignment to Agile framework and scope Drive

### Appendix D Glossary Of Terms

Appendix D Glossary Of Terms The notational style used in this glossary is to begin the definition of each defined term with a new paragraph beginning with the term in UPPERCASE. Any word or phrase used

### Is Poor Project Management a Crime?

WHITE PAPER Is Poor Project Management a Crime? Earned Value and the Sarbanes Oxley Act Table of Contents Introduction...1 The Relationship Between SOX and EVMS...2 Earned Value Explained...2 Proper Statistical

### EVM.01. Earned Value Analysis Why it Doesn't Work

EVM.01 Earned Value Analysis Why it Doesn't Work Mr. Joseph A Lukas, PE CCE F or many companies looking to improve project performance, earned value analysis (EVA) seems a logical technique to use on projects

### plans based on actual cost, schedule and technical progress of work [1, 9].

An Analysis on Resource Planning, Estimation and Tracking of Project by Earned Value Management SHAIK MOHAMMAD MASOOD, DEVANAND.R, HARSHA H.N PG Student, Department of Civil Engineering, G.E.C, Hassan

### Predicting progress on your project

www.nonsuch.co info@nonsuch.co Predicting progress on your project - using Lego bricks to understand Earned Value September 4 PM Conference 2015 Presented by Youssef Mourra Director, Principal Consultant

### Agile and Earned Value. A white paper. October 2013. Author Stephen Jones, Sellafield Ltd

Agile and Earned Value A white paper October 2013 Author Stephen Jones, Sellafield Ltd This document is a whitepaper produced by the APM Planning, Monitoring and Control SIG. It represents the thoughts

### Project Cost Management - 2 Days

Project Cost Management - 2 Days Course Description: The Cost Management course addresses the identification, elaboration, planning, and management of the project budget. Including selected processes from

### Part II Management Accounting Decision-Making Tools

Part II Management Accounting Decision-Making Tools Chapter 7 Chapter 8 Chapter 9 Cost-Volume-Profit Analysis Comprehensive Business Budgeting Incremental Analysis and Decision-making Costs Chapter 10

### Chapter 3: Project Cost Management

Chapter 3: Project Cost Management Learning Objectives o Understand the importance of project cost management. o Explain basic project cost management principles, concepts, and terms. o Discuss different

### IST 302 : Project Cost Management

IST 302 : Project Cost Management Project Cost Management : Why do we care? 1 Cost and Cost Management Cost: Cost Management: Project Cost Management Processes Cost Estimating Developing an estimate of

### ISOM 4750 Business Project Management Spring 2012

P edition, ISOM 4750 Business Project Management Spring 2012 Department of Information Systems, Business Statistics, and Operations Management COURSE: ISOM 4750 Business Project Management (3-0-0:3) This

### Software Project Scheduling. - Introduction - Project scheduling - Task network - Timeline chart - Earned value analysis

Software Project Scheduling - Introduction - Project scheduling - Task network - Timeline chart - Earned value analysis Eight Reasons for Late Software Delivery An unrealistic deadline established by someone

### Unit 5: Cost Management (PMBOK Guide, Chapter 7)

(PMBOK Guide, Chapter 7) The questions on this topic have historically been more difficult than average for some exam takers because of unfamiliarity with some of the math. You will be responsible for

### performance management system that is based on Earned Schedule Management.

The aim of this presentation is to share lessons learned from using a project performance management system that is based on Earned Schedule Management. Earned Schedule Management is a new method created

### Managing Project Budgets with MS Project. Sonja Streuber, PMP, SSBB

Managing Project Budgets with MS Project Sonja Streuber, PMP, SSBB Sonja Streuber Project Mgmt & Engineering, Six Sigma, Risk Mgmt & Risk Analysis: 2000 2003 Agilent Technologies 2003 2009 Lockheed Martin

### What is the Health of my Project?

WHITE PAPER What is the Health of my Project? The Use and Benefits of Earned Value Table of Contents How s My Project Doing?...1 Need a Solution? Earned Value to the Rescue!...1 My actual costs are less

### Earned Value. Valerie Colber, MBA, PMP, SCPM. Not for duplication nor distribution 1

Earned Value Valerie Colber, MBA, PMP, SCPM Not for duplication nor distribution 1 Where did Earned Value Management come from? In 1967 the Department of Defense (DoD) established the Cost/Schedule Control

### DATA ITEM DESCRIPTION Title: Integrated Program Management Report (IPMR) Number: DI-MGMT-81861 Approval Date: 20120620

DATA ITEM DESCRIPTION Title: Integrated Program Management Report (IPMR) Number: DI-MGMT-81861 Approval Date: 20120620 AMSC Number: D7549 Limitation: DTIC Applicable: No GIDEP Applicable: No Preparing

### 300 Scheduling and Budgeting

Jefferson Science Associates, LLC 300 Scheduling and Budgeting Project Control System Manual Revision 7-16 - 300 Scheduling and Budgeting This chapter of the JSA Project Control System Manual describes

### PROJECT COST MANAGEMENT

PROJECT COST MANAGEMENT http://www.tutorialspoint.com/pmp-exams/project_cost_management.htm Copyright tutorialspoint.com Here is a list of sample questions which would help you to understand the pattern

### Applied Project Management ( APM )

Applied Project Management Applied Project Management ( APM ) TRAINING PROGRAM Page 1 Of 7 APPLIED PROJECT MANAGEMENT PRO PROGRAM OVERVIEW This course provides in-depth Project Management Training and

### Earned Value Management Tutorial Module 8: Reporting. Prepared by:

Earned Value Management Tutorial Module 8: Reporting Prepared by: Module 8: Government Required Reports Welcome to Module 8. The objective of this module is to introduce you to Government required reports.

### Project Cost Management - 2 Days

Project Cost Management - 2 Days Course Description: The Cost Management course addresses the identification, elaboration, planning, and management of the project budget. Including selected processes from

### Cost & Schedule Risk Assessment Using @Risk 6.0. Timothy J. Havranek, MBA, PMP Leigh Hostetter, PMP

Cost & Schedule Risk Assessment Using @Risk 6.0 Timothy J. Havranek, MBA, PMP Leigh Hostetter, PMP 24 October 2012 What If? In Business and in Life: We always made the best possible decisions, and Implemented

### MEASURES FOR EXCELLENCE Getting a "RUNAWAY" Software Development. Under Control. A Case Study

MEASURES FOR EXCELLENCE Getting a "RUNAWAY" Software Development Under Control A Case Study.J.W.E Greene QUANTITATIVE SOFTWARE MANAGEMENT LTD 7 rue Fenoux 93 Blythe Road, Paris 71 London W1 OHP Tel: 33-1-311

### Industry Environment and Concepts for Forecasting 1

Table of Contents Industry Environment and Concepts for Forecasting 1 Forecasting Methods Overview...2 Multilevel Forecasting...3 Demand Forecasting...4 Integrating Information...5 Simplifying the Forecast...6

### Key performance indicators

Key performance indicators Winning tips and common challenges Having an effective key performance indicator (KPI) selection and monitoring process is becoming increasingly critical in today s competitive

### Metrics for Agile Projects:

Metrics for Agile Projects: Finding the right tools for the job Agile project managers have a wide range of metrics to choose from when it comes to tracking the progress of Agile projects. By understanding

### CSC 443: IT Project Management Midterm 1 exam - Spring semester 2011-2012 March 21 st, 2012

King Saud University College of Computer & Information Sciences Department of Computer Science CSC 443: IT Project Management Midterm 1 exam - Spring semester 2011-2012 March 21 st, 2012 1- Decomposing

### Earned Value Management Changes to the Glossary and Chapter 7 of the PMBOK Guide Third Edition.

Earned Value Management Changes to the Glossary and Chapter 7 of the PMBOK Guide Third Edition. Errata for Chapter 7 (Replacement pages provided) Deleted up to a given point in time from the description

### Interest Rates. Countrywide Building Society. Savings Growth Data Sheet. Gross (% per annum)

Interest Rates (% per annum) Countrywide Building Society This is the rate of simple interest earned in a year (before deducting tax). Dividing by 12 gives the monthly rate of interest. Annual Equivalent

### Using Earned Value Management for Improving Processes. By Cynthia K. West

Using Earned Value Management for Improving Processes By Cynthia K. West Summary: This article explains earned value management and explores how the metric can be used to improve project and business processes.

### Accurately and Efficiently Measuring Individual Account Credit Risk On Existing Portfolios

Accurately and Efficiently Measuring Individual Account Credit Risk On Existing Portfolios By: Michael Banasiak & By: Daniel Tantum, Ph.D. What Are Statistical Based Behavior Scoring Models And How Are

### Expert Reference Series of White Papers. Importance of Schedule and Cost Control

Expert Reference Series of White Papers Importance of Schedule and Cost Control 1-800-COURSES www.globalknowledge.com Importance of Schedule and Cost Control Bill Scott, PE, PMP, PgMP Outline I. Project

### Project Management Concepts

Project Management Concepts Day Workshop Course PM12 PM12 - Project Management Concepts Course ID: PM12 Credits: 21 PDUs Course Duration: 3 days Course Level: Basic 3 Days 21 PDUs Course Description: In

### New Project Management Paradigms: Iterative and Agile Management. Innovating the Future PMI Nashville April 29&30, 2013 Rodger Oren, PhD, PMP

New Project Management Paradigms: Iterative and Agile Management Innovating the Future PMI Nashville April 29&30, 2013 Rodger Oren, PhD, PMP Agenda Where to start.. Iterative Agile Denouement Where to

Appendix A Glossary Terms of Project Management Appendix Table of Contents REFERENCES...761 750 Appendix A. Glossary of Project Management Terms Appendix A Glossary Terms of Project Management A Activity

### Schedule Analysis Using Earned Value Concepts ABSTRACT

G.R. Cathcart & Erica Smith ABSTRACT Tecolote has developed a procedure to compare two schedules to determine if activities are ahead of or behind schedule. For on-going activities, we calculate the rate

### Chapter 7. (PMBOK Guide)

Chapter 7 Project Cost Management (PMBOK Guide) Mohammad A. Rajabi Dept. of Geomatics Eng., University it of Th Tehran Tel: +98 21 8833 4341, Cell: +98 912 132 5823 Email: marajabi@ut.ac.irac ir Homepage:

### RELEVANT TO ACCA QUALIFICATION PAPER P3. Studying Paper P3? Performance objectives 7, 8 and 9 are relevant to this exam

RELEVANT TO ACCA QUALIFICATION PAPER P3 Studying Paper P3? Performance objectives 7, 8 and 9 are relevant to this exam Business forecasting and strategic planning Quantitative data has always been supplied

### BENEFIT-COST ANALYSIS Financial and Economic Appraisal using Spreadsheets

BENEFIT-COST ANALYSIS Financial and Economic Appraisal using Spreadsheets Ch. 3: Decision Rules Harry Campbell & Richard Brown School of Economics The University of Queensland Applied Investment Appraisal

### SoaDssPm: A new Service-Oriented Architecture of the decision support system for the Project Management.

SoaDssPm: A new Service-Oriented Architecture of the decision support system for the Project Management. Fatima Boumahdi, Rachid Chalal Abstract This paper presents an architecture for the Project Management,

### Earned Value Management Best Practices

WHITE PAPER Earned Value Management Best Practices Contents Best Practices for EVMS Use...1 Use an EVMS Description and Keep it Up to Date...1 Use EVMS on Every Project...2 When to Use EVMS on a Program...3

### Project Planning, Scheduling and Control: Assignment 2 D. U. Singer Hospital Products Corp.

Project Planning, Scheduling and Control: Assignment 2 D. U. Singer Hospital Products Corp. Code for Course: MBL45-5 Assignment Number: 2 Student number: 75-163-3 Group Code Number: BOT1 Table of Contents

### Project Cost & Schedule Monitoring Process Using MS Excel & MS Project

Project Cost & Schedule Monitoring Process Using MS Excel & MS Project Presented by: Rajesh Jujare About Us Solutions is founded with objectives a. To share its expertise and experiences to overcome the

### Chapter 7: Project Cost Management. Information Technology Project Management, Fourth Edition

Chapter 7: Project Cost Management Information Technology Project Management, Fourth Edition Learning Objectives Understand the importance of project cost management. Explain basic project cost management

### Finance 350: Problem Set 6 Alternative Solutions

Finance 350: Problem Set 6 Alternative Solutions Note: Where appropriate, the final answer for each problem is given in bold italics for those not interested in the discussion of the solution. I. Formulas

### Project Management MIS

Project Management MIS Functions of the PMIS Fully Dedicated for PM purposes Traditional MIS Manual, paper, labor intensive Slow to respond and update Information Requirements of Projects Flexibility,