# COINS EVA Earned Value Analysis

Size: px
Start display at page:

## Transcription

1 COINS EVA Earned Value Analysis Nigel Cope July 2006

2 Earned Value Analysis The most widely used method for performance measurement of projects Combines scope, cost and schedule patterns Informs project team as to true status of project Value of EVA dependent on 2 key areas Accurate cost information Realistic progress reporting If either of these are deficient benefit of the results of EVA will be significantly devalued COINS cost reporting systems are well established & robust Results of EVA can provide early indication as to the performance of a project Triggering action to resolve problems sooner rather than later

3 Earned Value Analysis Earned Value calculates three values for every scheduled activity: BCWS Budget cost of work scheduled Element of the approved estimate cost planned to be spent on the project in a given period of time ACWP Actual cost of work performed The total of direct and indirect costs incurred in performing work during a given period BCWP Budget cost of work performed - the Earned Value Percentage of the total budget equal to the percentage of work actually performed

4 Earned Value Analysis BCWS, ACWP & BCWP values are used in combination to provide indicators as to whether work is being performed as planned The most common measures are: Cost Variance (CV) = BCWP-ACWP Schedule Variance (SV) = BCWP-BCWS Cost Performance Index (CPI) = BCWP/ACWP The cumulative CPI on a project is widely used to forecast total cost at completion of the project

5 Earned Value Analysis MS-Project produces a tabular report that totals the following earned value measures per task, giving the total for the project: BCWS, BCWP, ACWP, SV, CV, EAC, BAC and VAC EAC stands for Estimate at Completion The total costs incurred to date PLUS expected costs for incomplete tasks To give a projected final figure for a project If a task is in progress and is over-budget Calculation assumes that the final cost of the task will exceed the budget cost by the same margin This assumption implies that things will neither improve nor deteriorate further

6 Earned Value Analysis EAC stands for Estimate at Completion The total costs incurred to date PLUS expected costs for incomplete tasks To give a projected final figure for a project EAC is calculated as follows: EAC = ACWP+(BAC-BCWP)/CPI BAC stands for Budget at Completion The estimated total cost of the project when it is completed VAC stands for Variance at Completion Can be a positive or negative value depending on the variances recorded for each task in the project

7 Earned Value Analysis Project at Completion (PAC) [Not in MS-Project 98] Uses cost information to calculate any variance in time as far as the schedule is concerned May be useful to validate the calculated difference in the scheduled completion date of your project PAC is calculated as follows: PAC = (BAC/SPI BAC)/(average BCWS/Unit time)

8 Budget Cost of Work Scheduled Cost BAC BCWS (S-curve) Completion Date Time

9 Budget Cost of Work Performed Cost BCWP Time Now Completion Date Time

10 Actual Cost of Work Performed Cost EAC ACWP Time Now Completion Date Time

11 Variance Reporting Cost Schedule Variance BCWS Cost Variance EAC BAC ACWP BCWP Time Now Completion Date Time

12 Variance Reporting Cost Variance CV = BCWP-ACWP CV% = CV/BCWP Schedule Variance SV = BCWP-BCWS Variance at Completion VAC = BAC-EAC

13 Performance Reporting For Performance indicators Favourable > 1.0 Unfavourable <= 1.0 Cost Efficiency CPI = BCWP/ACWP Schedule Efficiency SPI = BCWP/BCWS

14 Overall Status Reporting Percent Complete = (Cumulative BCWP) / BAC Percent Spent (Cumulative ACWP) / BAC (or EAC)

15 To Complete Reporting To Complete Performance Index (TCPI) Work Remaining / Cost Remaining = BAC (Cumulative BCWP) / EAC (Cumulative ACWP) Estimate At Completion (EAC) ACWP Estimate for Remaining Work = BAC / (Cumulative CPI) Or, Estimate At Completion (EAC) ACWP Estimate for Remaining Work = (Cum ACWP) + [BAC (Cum BCWP)] / CPI * SPI

### 700 Analysis and Reporting

Jefferson Science Associates, LLC 700 Analysis and Reporting Project Control System Manual Revision 7-50 - 700 Analysis and Reporting This chapter of the JSA Project Control System Manual explains how

### MTAT.03.244 Software Economics. Lecture 6: Software Cost Estimation (part II)

MTAT.03.244 Software Economics Lecture 6: Software Cost Estimation (part II) Marlon Dumas marlon.dumas ät ut. ee Outline Review of Effort Estimation Homework Discussion on book chapter by Caper Jones Earned

### Earned Value Exercise. Su-Cheng Wu. MET AD 644: Project Risk, and Cost Management. Paul B. Cook, PhD PMP

Earned Value Exercise 1 Running head: Earned Value Exercise Earned Value Exercise SuCheng Wu MET AD 644: Project Risk, and Cost Management Paul B. Cook, PhD PMP Earned Value Exercise 2 Case 1: Background:

### Earned Value Management (EVM) is a technique that is used to track the progress and status of a project and forecast its likely future performance.

About the Tutorial Earned Value Management (EVM) is a technique that is used to track the progress and status of a project and forecast its likely future performance. This is a brief tutorial that acquaints

### Earned Value Management Changes to the Glossary and Chapter 7 of the PMBOK Guide Third Edition.

Earned Value Management Changes to the Glossary and Chapter 7 of the PMBOK Guide Third Edition. Errata for Chapter 7 (Replacement pages provided) Deleted up to a given point in time from the description

### Project Cost Management

Project Cost Management Guide to Mathematical Questions PMI, PMP, CAPM, PMBOK, PM Network and the PMI Registered Education Provider logo are registered marks of the Project Management Institute, Inc. Present

### PERCEPTION. Tracking Progress & EAC

PERCEPTION Tracking Progress & EAC 1 Maximize Efficiency Shipyards that know their true costs are more likely to be profitable and are in a better position to challenge their competition. They can focus

### Project Management: Tracking Progress and Earned Value with MS Project 2003

Project Management: Tracking Progress and Earned Value with MS Project 2003 Project Planning Suppose you have been assigned a project to construct a website in a certain time frame and given a certain

### AACE International Recommended Practice No. 86R 14

AACE International Recommended Practice No. 86R 14 VARIANCE ANALYSIS AND REPORTING TCM Framework: 9.1 Project Cost Accounting 9.2 Progress and Performance Measurement 10.1 Project Performance Assessment

### An introduction to Earned Value Analysis

An introduction to Earned Value Analysis Prepared by: Suketu Nagrecha, MBA, PMP, CNA March 16, 2002 Earned Value Analysis - 2 Abstract Earned value analysis is a method of performance measurement. Many

### FERMI RESEARCH ALLIANCE PROCEDURES PROJECT MANAGEMENT. Head, Office of Project Management Oversight

SUBJECT: FERMI RESEARCH ALLIANCE PROCEDURES PROJECT MANAGEMENT NUMBER: 12.PM-006 RESPONSIBILITY: Office of Project Management Oversight REVISION: 54 APPROVED BY: TITLE DRAFT FOR DISCUSSION Head, Office

### INSE 6230 Total Quality Project Management

Lecture 5 Project Cost Management Project cost management introduction Estimating costs and budgeting Earned Value Management (EVM) 2 IT projects have a poor track record for meeting budget goals Cost

### Estimating Cost at Completion - Judgment & EV Information

Page 1 of 10 Estimating Cost at Completion - Judgment & EV Information Cost estimating is often called a "black art" and, too often, estimates are structured to fit some predetermined idea of a number

### EARNED VALUE MANAGEMENT. CASE STUDY USING MICROSOFT PROJECT

EARNED VALUE MANAGEMENT. CASE STUDY USING MICROSOFT PROJECT Assoc. Prof. Anca Mehedintu Ph. D University of Craiova Faculty of Economics and Business Administration Craiova, Romania Prof. Cerasela Pirvu

### Contract Cash Flow & Performance Analysis. PERCEPTION Helping The Shipyard Stay On Budget

Contract Cash Flow & Performance Analysis PERCEPTION Helping The Shipyard Stay On Budget 1 Shipyards that know their true costs are more likely to be profitable and are in a better position to challenge

### 10.1 Communications Planning 10.2 Information Distribution Figure 10 1 10.3 Performance Reporting 10.1 Communications Planning 10.

PROJECT 10 COMMUNICATIONS MANAGEMENT Project Communications Management includes the processes required to ensure timely and appropriate generation, collection, dissemination, storage, and ultimate disposition

### Brainstorm. What is Cost and Project Cost Management?

Brainstorm Suppose you need to create a network from scratch in your organization's headquarter. Your project is named HQ Network. Your major deliverables includes: LAN, WAN, server room, workstations,

### CPM -100: Principles of Project Management

CPM -100: Principles of Project Management Lesson B: Time and Cost Management Presented by Bruce R. Shaw, P.E., PMP starshaw@starpower.net Ph: 703-922-2772 Presented at the PMI-CPM 2002 Fall Conference

### A Gentle Introduction to Earned Value Management Systems

A Gentle Introduction to Earned Value Management Systems Good metrics let us see if we are doing the right things and doing them well." Niwot Ridge Consulting 4347 Pebble Beach Niwot, Colorao www.niwotridge.com

### technical tips and tricks

technical tips and tricks Applying Earned Value Analysis Document author: Produced by: Andy Jessop Project Learning International Limited The tips and tricks below are taken from Project Mentor, the smart

### Earned Value Formulae

Earned Value Formulae This White Paper focuses on the basic values and formulae used in Earned Value calculations. Additional EV resources are available from http://www.mosaicprojects.com.au/techniques.html#earnedvalue

### Slides copyright 1996, 2001, 2005, 2009, 2014 by Roger S. Pressman. For non-profit educational use only

Chapter 34 Project Scheduling Slide Set to accompany Software Engineering: A Practitioner s Approach, 8/e by Roger S. Pressman and Bruce R. Maxim Slides copyright 1996, 2001, 2005, 2009, 2014 by Roger

### PROJECT SCHEDULING AND TRACKING

PROJECT SCHEDULING AND TRACKING PROJECT SCHEDULING AND TRACKING Software project scheduling is an activity that distributes estimated effort across the planned project duration by allocating the effort

### Predicting progress on your project

www.nonsuch.co info@nonsuch.co Predicting progress on your project - using Lego bricks to understand Earned Value September 4 PM Conference 2015 Presented by Youssef Mourra Director, Principal Consultant

### Project Management Glossary

Project Management Glossary THE VOCABULARY OF ACHIEVEMENT RON BLACK THE MENTOR GROUP WWW.RONBLACK.COM 800-381-8686 This glossary is an excerpt from Ron Black s book, The Complete Idiot s Guide to Project

### Introduction to earn value management in Civil Engineering

3 rd World Conference on Applied Sciences, Engineering & Technology 27-29 September 2014, Kathmandu, Nepal Introduction to earn value management in Civil Engineering S. K. KAMANE, S. A. MAHADIK, A. C.

### L10: Budgeting and Cost Control. Olivier de Weck

ESD.36 System Project Management + L10: Budgeting and Cost Control Instructor(s) Olivier de Weck Lecture 10 Oct. 11, 2012 System Project Management ESD.36 Framework Project Preparation Enterprise has chosen

### Applied Project Management ( APM )

Applied Project Management Applied Project Management ( APM ) TRAINING PROGRAM Page 1 Of 7 APPLIED PROJECT MANAGEMENT PRO PROGRAM OVERVIEW This course provides in-depth Project Management Training and

### Chapter 7: Project Cost Management. Munawar moenawar@gmail.com

Chapter 7: Project Cost Management Munawar moenawar@gmail.com Learning Objectives Understand the importance of project cost management. Explain basic project cost management principles, concepts, and terms.

### Unit 5: Cost Management (PMBOK Guide, Chapter 7)

(PMBOK Guide, Chapter 7) The questions on this topic have historically been more difficult than average for some exam takers because of unfamiliarity with some of the math. You will be responsible for

### Rules on using templates. MECH 896 Professional Development for MEng Students. Assignment #6A: Questions. Homework Discussion

MECH 896 Professional Development for MEng Students Mohamed Hefny and Brian Surgenor (hefny@cs.queensu.ca and surgenor@me.queensu.ca) Rules on using templates 1) Must reference the template used 2) Use

### Procurement Management S# What? Formula Additional Notes CPPC CPFF CPAF CPIF T&M FPEPA FPAF FPIF FFP

PMP Formulae & Tips Cheat Sheet P a g e Integration Management Develop Project Charter process Project Selection Methods (>> Benefit Measurement Methods >> Economic Models -7) Present Value (PV) FV The

### copyright 1996, 2001, 2005 R.S. Pressman & Associates, Inc.

WVU LDCSEE CS 430 Project Scheduling and Tracking copyright 1996, 2001, 2005 R.S. Pressman & Associates, Inc. For University Use Only May be reproduced ONLY for student use at the university level when

### Analysis and Application of Earned Value Management in Software Development

Analysis and Application of Earned Value Management in Software Development Frank Tsui School of Computing and Software Engineering Southern Polytechnic State University, Marietta, Georgia, USA 30060 Abstract

### IST 302 : Project Cost Management

IST 302 : Project Cost Management Project Cost Management : Why do we care? 1 Cost and Cost Management Cost: Cost Management: Project Cost Management Processes Cost Estimating Developing an estimate of

### Appendix D Glossary Of Terms

Appendix D Glossary Of Terms The notational style used in this glossary is to begin the definition of each defined term with a new paragraph beginning with the term in UPPERCASE. Any word or phrase used

### EVM.01. Earned Value Analysis Why it Doesn't Work

EVM.01 Earned Value Analysis Why it Doesn't Work Mr. Joseph A Lukas, PE CCE F or many companies looking to improve project performance, earned value analysis (EVA) seems a logical technique to use on projects

### CLARITY PPM TIPS, TRICKS, and TERMINOLOGY

CLARITY PPM TIPS, TRICKS, and TERMINOLOGY Clarity PPM Knowledge Sharing Series Helping the Clarity PPM Community Members Benefit from Best Practice TABLE OF CONTENTS 1 OVERVIEW... 3 2 OVERVIEW PAGE...

### PROJECTS SCHEDULING AND COST CONTROLS

Professional Development Day September 27th, 2014 PROJECTS SCHEDULING AND COST CONTROLS Why do we need to Control Time and Cost? Plans are nothing; Planning is everything. Dwight D. Eisenhower Back to

### Information Technology Project Management, Sixth Edition. Note: See the text itself for full citations. More courses at cie-wc.edu

Management, Sixth Edition Note: See the text itself for full citations. More courses at cie-wc.edu Understand the importance of project cost management Explain basic project cost management principles,

### BEYOND EARNED VALUE: A Better Practice for Monitoring Project Performance 2012 Dr. Kenneth F. Smith, PMP ; Project Management Consultant

BEYOND EARNED VALUE: A Better Practice for Monitoring Project Performance 2012 Dr. Kenneth F. Smith, PMP ; Project Management Consultant Introduction Earned Value (EV) has been around since the 1960 s

### IQPC IT Project Management Conference Sydney Recent Advances in Project Prediction Techniques

IQPC IT Project Management Conference Sydney Recent Advances in Project Prediction Techniques Kym Henderson Former Education Director, PMI Sydney Chapter March 2003 to March 2007 Kym.Henderson@froggy.com.au

### Essential Views of the Integrated Program Management Reports. Thomas J. Coonce Glen B. Alleman

Essential Views of the Integrated Program Management Reports Thomas J. Coonce Glen B. Alleman Agenda Background Twenty-five metrics are proposed Twelve are demonstrated with tasserted value to the government

### Project Management Institute. Practice Standard for EARNED VALUE MANAGEMENT. Global

Project Management Institute Practice Standard for EARNED VALUE MANAGEMENT Global Project Management Institute Practice Standard for Earned Value Management Practice Standard for Earned Value Management

### Pune, MH, India. 2 P.G. Student, Imperial College of Engineering & Research, Wagholi, Pune, MH, India. wit.vaishnavi@gmail.com

COST CONTROL AND TRACKING OF A BUILDING BY EARNED VALUE METHOD Dr. Arun Dhawale 1 Vaishnavi Tuljapurkar 2 1 Head of Department, Associate Professor, Department of Civil Engineering, Imperial College of

### Lecture Slides for Managing and Leading Software Projects. Chapter 8: Measuring and Controlling Work Processes

Lecture Slides for Managing and Leading Software Projects Chapter 8: Measuring and Controlling Work Processes developed by Richard E. (Dick) Fairley, Ph.D. to accompany the tet Managing and Leading Software

### Earned Value Management

Earned Value Management Program and Project Management Enablement April 2010 Contact: jjacobi@scottmadden.com cmlyons@scottmadden.com What is Earned Value Management and Why Do I Need It? Complex projects

### Earned Value Management Tutorial Module 8: Reporting. Prepared by:

Earned Value Management Tutorial Module 8: Reporting Prepared by: Module 8: Government Required Reports Welcome to Module 8. The objective of this module is to introduce you to Government required reports.

### PM in construction industry

PM in construction industry Construction 2. Lepel BME Department of Construction Technology and Management 19-03-2014 PM in general Project integration Project plan development Project plan execution Integrated

### Project Control with ProTrack

Project Control with ProTrack 1.0 (last update: 11/11/08) 1 Project Control with ProTrack by Mario Vanhoucke Professor at Ghent University and Vlerick Leuven Gent Management School (Belgium) Partner OR-AS

### Earned Value and Agile Reporting

Earned Value and Agile Reporting Anthony Cabri, Mike Griffiths Quadrus Development Inc. Abstract This paper reviews the concepts of Earned Value Management established in traditional project management,

### Software Project Scheduling. - Introduction - Project scheduling - Task network - Timeline chart - Earned value analysis

Software Project Scheduling - Introduction - Project scheduling - Task network - Timeline chart - Earned value analysis Eight Reasons for Late Software Delivery An unrealistic deadline established by someone

### EVA (C/SCSC) and Basics of Project Control. Nathaniel Osgood 4/7/2004

EVA (C/SCSC) and Basics of Project Control Nathaniel Osgood 4/7/2004 Topics Monitoring cont d EVA (C/SCSC) Definitions and examples Forecasting Project Control General Performance-adjustments adjustments

### Earned Value Management and the Government Program Office. Blair Alan Knapp Jr. MSPM PMP

Earned Value Management and the Government Program Office Blair Alan Knapp Jr. MSPM PMP Agenda EVM Information Alignment OMB Exhibit 300 and Funding Government Program Office Challenges Government Program

### MC9252 SOFTWARE PROJECT MANAGEMENT UNIT I PART A

MC9252 SOFTWARE PROJECT MANAGEMENT UNIT I PART A 1) What is a project? 2) What is software project management? 3) What are the characteristics of a project? 4) What is the different software projects and

### Basics of Cost and Schedule Control

Basics of Cost and Schedule Control Topics Monitoring and Scheduling: Two Parts of a Feedback System. Definitions Schedule Updates from Monitoring Components of Effective Monitoring Cost Control As A Management

### DCMA DCMA-EA PAM 200.1. October 2012

DCMA Earned Value Management System (EVMS) Program Analysis Pamphlet (PAP) DCMA-EA PAM 200.1 October 2012 THE DCMA ENGINEERING AND ANALYSIS EXECUTIVE DIRECTOR IS RESPONSIBLE FOR ISSUANCE AND MAINTENANCE

### Percorso di Eccellenza in PROJECT MANAGEMENT. Cost estimating and estimate to completion. Ing. Locatelli Giorgio. Giorgio.locatelli@polimi.

Cost estimating and estimate to completion Ing. Locatelli Giorgio Giorgio.locatelli@polimi.it 0223394096 1 Cost Estimating The project s costs management evolves during the whole project life cycle and

### Earned value method as a tool for project control

Budownictwo i Architektura 3 (2008) 15-32 Earned value method as a tool for project control Institute of Construction, Faculty of Civil and Sanitary Engineering, Lublin University of Technology, 20-618

### Project Cost Management. Richard Boser

Project Cost Management Richard Boser Project Cost Management Introduction Course Objectives Upon completing today s activities you will be knowledgeable of tools and techniques to: Allocate overall costs

### Earned Value Management System (EVMS) and. Project Analysis Standard Operating Procedure (EPASOP)

Earned Value Management System (EVMS) and Project Analysis Standard Operating Procedure (EPASOP) Issued by Office of Acquisition and Project Management MA-63 March 12, 2014 DEPARTMENT OF ENERGY Office

Appendix A Glossary Terms of Project Management Appendix Table of Contents REFERENCES...761 750 Appendix A. Glossary of Project Management Terms Appendix A Glossary Terms of Project Management A Activity

### Profesor: Francisco Javier Sanz Pérez. by fjspsv, 2011. PMP Test C07_01

PMP Test C07_01 01. One common way to compute estimate at completion (EAC) is to take the budget at completion (BAC) and: A. Divide by SPI. B. Multiply by SPI. C. Multiply by CPI. D. Divide by CPI. 02.

### Tracking Software Development Progress with Earned Value and Use Case Point

ISBN 978-952-5726-06-0 Proceedings of the 2009 International Workshop on Information Security and Application (IWISA 2009) Qingdao, China, November 21-22, 2009 Tracking Software Development Progress with

### Chapter 7. (PMBOK Guide)

Chapter 7 Project Cost Management (PMBOK Guide) Mohammad A. Rajabi Dept. of Geomatics Eng., University it of Th Tehran Tel: +98 21 8833 4341, Cell: +98 912 132 5823 Email: marajabi@ut.ac.irac ir Homepage:

### plans based on actual cost, schedule and technical progress of work [1, 9].

An Analysis on Resource Planning, Estimation and Tracking of Project by Earned Value Management SHAIK MOHAMMAD MASOOD, DEVANAND.R, HARSHA H.N PG Student, Department of Civil Engineering, G.E.C, Hassan

### USING THE EARNED VALUE COST MANAGEMENT REPORT TO EVALUATE THE CONTRACTOR'S ESTIMATE AT COMPLETION. David S. Christensen, Ph.D.

USING THE EARNED VALUE COST MANAGEMENT REPORT TO EVALUATE THE CONTRACTOR'S ESTIMATE AT COMPLETION David S. Christensen, Ph.D. College of Business Southern Utah University 351 West, Center Street Cedar

### Earned Value Management for Enterprise Resource Planning Implementations

Earned Value Management for Enterprise Resource Planning Implementations Venu Kotamraju Abstract ERP implementations are a special breed of projects. They are often characterized by aggressive timelines,

### PROJECT RESOURCES CONTROL

PROJECT RESOURCES CONTROL PRESENTATION TO PI TEAM MASTER S FORUM Roy A. Maizel Science Mission Directorate NASA Headquarters July 29, 2011 Understanding the Environment NASA is in the discretionary part

### Project Cost Management

PDHonline Course P104 (8 PDH) Project Cost Management Instructor: William J. Scott, P.E. 2012 PDH Online PDH Center 5272 Meadow Estates Drive Fairfax, VA 22030-6658 Phone & Fax: 703-988-0088 www.pdhonline.org

### Abstract. Earned Value Management Basics

Earned Schedule: A Breakthrough Extension to Earned Value Management Kym Henderson Education Director, Project Management Institute, Sydney Australia Chapter Abstract Earned Schedule (ES) analysis is a

### Earned Value Management Tutorial Module 6: Metrics, Performance Measurements and Forecasting. Prepared by:

Earned Value Management Tutorial Module 6: Metrics, Performance Measurements and Forecasting Prepared by: Module 6: Metrics, Performance Measurements and Forecasting Welcome to Module 6. The objective

### This EVMS Training Snippet sponsored by the Office of Acquisition and Project Management (OAPM) covers Firm Fixed Price (or FFP type) subcontracts.

This EVMS Training Snippet sponsored by the Office of Acquisition and Project Management (OAPM) covers Firm Fixed Price (or FFP type) subcontracts. To begin, how does the Prime integrate the subcontractor

### SoaDssPm: A new Service-Oriented Architecture of the decision support system for the Project Management.

SoaDssPm: A new Service-Oriented Architecture of the decision support system for the Project Management. Fatima Boumahdi, Rachid Chalal Abstract This paper presents an architecture for the Project Management,

### EARNED VALUE MANAGEMENT SYSTEM AS A PROJECT MANAGEMENT TOOL FOR MAJOR MULTI-DISCIPLINARY PROJECTS

14 EARNED VALUE MANAGEMENT SYSTEM AS A PROJECT MANAGEMENT TOOL FOR MAJOR MULTI-DISCIPLINARY PROJECTS Dr. P.B.G. Dissanayake 1 1 Department of Civil Engineering, Faculty of Engineering, University of Peradeniya

### Project Cost Management

Project Cost Management Martin Pazderka martin.pazderka@inso.tuwien.ac.at INSO - Industrial Software Institut für Rechnergestützte Automation Fakultät für Informatik Technische Universität Wien Agenda

### Project Execution - PM Elements

Performance Initial Release 1. Introduction to Project Tracking and Reviewing Once a project has advanced to the phase of performance, the consistent and constant flow of information on the true status

### Earned Value. Valerie Colber, MBA, PMP, SCPM. Not for duplication nor distribution 1

Earned Value Valerie Colber, MBA, PMP, SCPM Not for duplication nor distribution 1 Where did Earned Value Management come from? In 1967 the Department of Defense (DoD) established the Cost/Schedule Control

### DEVELOPING A MODEL TO EVALUATE PROJECT PERFORMANCE: CONTRACTOR COMPANY S VIEWPOINT

DEVELOPING A MODEL TO EVALUATE PROJECT PERFORMANCE: CONTRACTOR COMPANY S VIEWPOINT Mohammad Ilbeigi M.Sc. student, School of Civil Engineering, University of Tehran, Tehran, Iran Ilbeigi@ut.ac.ir Gholamreza

### DATA ITEM DESCRIPTION Title: Integrated Program Management Report (IPMR) Number: DI-MGMT-81861 Approval Date: 20120620

DATA ITEM DESCRIPTION Title: Integrated Program Management Report (IPMR) Number: DI-MGMT-81861 Approval Date: 20120620 AMSC Number: D7549 Limitation: DTIC Applicable: No GIDEP Applicable: No Preparing

### Brief Introduction to Earned Value Management (EVM)

Brief Introduction to Earned Value Management (EVM) 12/25/06 EVM Introduction 1 12/25/06 EVM Introduction 1 Outline Introduction to the basic rationale and elements of EVM Issues of actually implementing

### Integration of Income Management and Cost Management: A Complementary for Financial Analysis of Projects. Abstract. Introduction

Integration of Income Management and Cost Management: A Complementary for Financial Analysis of Projects Puian Masudifar, Deputy CEO, VIRA Consulting Engineers Fereydoun Fardad, Aryana Project Management

### Scheduling 1. You selected an Appropriate Process Model

Chapter 24 Software Engineering CSCI 3321 Software Engineering : A Practitioner s Approach Software Project Scheduling Dr. Thomas E. Hicks Dr. Thomas Hicks Computer Science Department Trinity University

### Simple Earned Value (Using MS Project 2010)

Simple Earned Value (Using MS Project 2010) This document outlines a Simple Earned Value technique, a technique which sticks to a simple 0/100% Milestone approach with some Level of effort tasks maintained

### Cost management and Control of Construction Project

Bachelor of Architectural Technology and Construction Management Cost management and Control of Construction Project YICHENG SHEN CONSULTANT: Benny Leon Olsen DATE: 31. 03. 2014 VIA UNIVERSITY COLLEGE

### Chapter 5: Project Cost Management

Chapter 5: Project Cost Management 1 Learning Objectives Understand the importance of good project cost management Explain basic project cost management principles, concepts, and terms Describe how resource

### Incentivising project performance in the construction of new facilities Utilising the earned value-based method

The current issue and full text archive of this journal is available at www.emeraldinsight.com/1472-5967.htm PRACTICE BRIEFING in the construction of new facilities Utilising the earned value-based method

### technical tips and tricks

technical tips and tricks Earned Value Analysis Overview Document author: Produced by: Andy Jessop Project Learning International Limited The tips and tricks below are taken from Project Mentor, the smart

### THE APPLICATION OF PERFORMANCE MEASUREMENT TECHNIQUE IN PROJECT MANAGEMENT : THE EARNED VALUE MANAGEMENT (EVM) APPROACH

THE APPLICATION OF PERFORMANCE MEASUREMENT TECHNIQUE IN PROJECT MANAGEMENT : THE EARNED VALUE MANAGEMENT (EVM) APPROACH By Nghi M. Nguyen, Ph.D., PE, PMP. * INTRODUCTION The management of engineering projects

### Master Document Audit Program. Progress Payment, Percentage of Completion. Version 5.8, dated November 2015 B-1 Planning Considerations

Activity Code 17500 Version 5.8, dated November 2015 B-1 Planning Considerations Progress Payment, Percentage of Completion Audit Specific Independence Determination Members of the audit team and internal

### The Two Most Useful Earned Value Metrics: the CPI and the TCPI

PM WORLD TODAY SECOND EDITIONS JUNE 2009 Editor s note: Second Editions are papers that have been previously published that have continued relevance and deserve additional visibility. The paper below was

### Project Cost Management

Project Cost Management Study Notes PMI, PMP, CAPM, PMBOK, PM Network and the PMI Registered Education Provider logo are registered marks of the Project Management Institute, Inc. Points To Note Please

### COST PERFORMANCE INDEX STABILITY 1. David S. Christensen Scott R. Heise INTRODUCTION

COST PERFORMANCE INDEX STABILITY 1 David S. Christensen Scott R. Heise INTRODUCTION The Cost Performance Index (CPI) is a key indicator used to analyze cost and schedule performance data reported by defense

### Earned Value Management Best Practices

Division of Information Technology Investment Management Enterprise Architecture & Strategy Group Office of Information Services Earned Value Management Best Practices Version 2.2 Last Modified: 19 November

### Integrated Time and Cost Management System for Project Monitoring, Evaluation and Control

First International Conference on Construction In Developing Countries (ICCIDC I) Advancing and Integrating Construction Education, Research & Practice August -5, 008, Karachi,, Pakistan Integrated Time

### Over Target Baseline and Over Target Schedule Guide

Over Target Baseline and Over Target Schedule Guide OUSD AT&L (PARCA) December 5, 2012 1 Table of Contents Section Page No. Introduction 4 Chapter 1. What is Formal Reprogramming? 5 1.1 Formal Reprogramming

### ID Task Name onstra Type. Duration BaseLine Start Expected Start Actual Start Baseline Finish

ID Task Name onstra Type Duration BaseLine Start Expected Start Actual Start Baseline Finish 0 Project Schedule Template (Example) sible 31 days NA Mon 1/1/07 NA NA 1 Project Management Activities ssible