# Figure out the early start and early finish. Early start. Early finish

Size: px
Start display at page:

Download "Figure out the early start and early finish. Early start. Early finish"

Transcription

1 Figure out the early start and early finish oming up with the float for each activity is useful, but you can actually do better! When you have a long critical path, but the other paths in your network diagram are short, then you have a lot of freedom in when you can start and finish each of the activities that are not on the critical path. You can use early start and early finish to get a handle on exactly how much freedom you have in your schedule. The critical path has a duration of + + = 1 The other path has a duration of 2 + =. It s a lot shorter than the critical path, so there should be a lot of play in those activities. 2 ven if starts really late, since the path it s on is so much shorter than the critical path, the project will still be on time. That means the early start and early finish for and are really early they can end a lot sooner than, and, which will free up their resources for you to use. arly start Is the earliest time that an activity can start. n activity near the end of the path will only start early if all of the previous activities in the path also started early. If one of the previous activities in the path slips, that will push it out. arly finish Is the earliest time that an activity can finish. It s the date that an activity will finish if all of the previous activities started early and none of them slipped. When you find the early start and early finish for each task, you know exactly how much freedom you have to move the start dates for those activities around without causing problems. you are here 2

2 starting late Figure out the latest possible start and finish It s also important to know how late any activity can run before it delays the project. That s what late start and late finish are for! They let you figure out how late you can start a certain task and how much it can slip before it delays your project. This is the same network diagram from the last page. This path is much shorter than the critical path, so you should be able to start very late and still complete the project on time! 2 The path is on has a much shorter duration than the critical path. So even if it has a long delay, it still won t harm the project. Late start Is the latest time that an activity can start. If an activity is on a path that s much shorter than the critical path, then it can start very late without delaying the project but those delays will add up quickly if other activities on its path also slip! Late finish Is the latest time that an activity can finish. If an activity is on a short path and all of the other activities on that path start and finish early, then it can finish very late without causing the project to be late. Figuring out the late start and late finish will help you see how much play you have in your schedule. n activity with a large late start or late finish means you have more options. 2 hapter

4 backward pass Take a backward pass to find late start and finish You can use a backward pass to figure out the late finish and start for each activity. Now take a backward pass through the same network diagram. The backward pass is just as easy as the forward pass. at the end of the path you just took a pass through and work your way backward to figure out the late start and finish. 1 = 11 = 1 = = We ve already figured out the S and F, so they re filled in here! with the critical path. You re calculating the latest any activity can start and finish, so it makes sense that you need to start at the end of the project and work backwards and the last activity on the critical path is always the last one in the project. Then do these three steps, working backwards to the next-longest path, then the nextlongest, etc., until you ve filled in the LS and LF for all of the activities. Fill in the LF and LS for the activities on each path, but don t replace any LF or LS you ve already calcualted. 1 = at the end of the path, with. The LF (late finish) of the last activity is the same as the F. alculate its LS (late start) by subtracting its duration from the LF and adding one. LS = = 12 Now move backwards to the previous activity in the path in this case,. Its LF is the LS of minus one, so LF = 12-1 = 11. alculate its LS in the same way as step 1: LS = =. Now do the same for. LF is the LS for minus one, so LF = - 1 =. nd LS is LF minus duration plus one, so LF = = 1. Now you can move onto the next-longest path, ---. If there were more paths, you d then move on to the next-longest one, etc., filling in LF and LS for any nodes that haven t already been filled in. 11 = = 12 1 They re the same if there s only one path. ut with more paths, things get interesting! First do the forward pass for both paths. When you do that, you get a different LF for, which makes all the numbers change! 1 = We use to calculate the LF for because it has the lower LS. 20 hapter

5 Let s take some time out to walk through this! ll of this critical path stuff seems pretty serious, right It s one of the toughest concepts on the exam. ut don t sweat it, because it s actually not hard! It just takes a little practice. Once you do it yourself, you ll see that there s really nothing to worry about. alculating the S, F, LS, and LF may seem complicated, but it only takes a little practice to get the hang of it. Once you walk through it step by step, you ll see that it s actually pretty easy! There are four paths in this network diagram. Fill in each of the activity names and durations for each of the paths. F nd H G Put an asterisk (*) next to the critical path. We re not done yet! There s more on the next page... you are here 21

6 critical path practice Remember, the early start of the first activity in a path is one. Let s move on to the second path. S= F= Take a forward pass through each of the four paths in the diagram and fill in the early starts and early finishes for each activity. with the first one. S= F= S= F= The early start of an activity is the early finish of the previous activity plus one. F The early finish of an activity is its S plus its duration minus one. S= F= S= F= S= F= The next path isn t as straightforward as it looks. by filling in its values. H S= F= S= F= S= F= Now take another look at it, and how it mixes with the last path. It includes activity H, which was also in the last path. H will have a different S depending on which path you use! So which predecessor do you use or G The idea here is that you use the S= predecessor with the larger F value when F= you calculate the S for activity H (because you want the latest possible start date). S= F= G S= F= H S= F= Wait up! These two aren t so straightforward. Once you have the F for both activities and G, you can use the bigger one to come up with the S for activity H. 22 hapter

7 You ve calculated the S for each activity. Use that information and take a backward pass through the paths, starting with the first two paths. First start with the critical path. Take the F of the last activity in the critical path and use it as the LF for the last activity in every path. If you take a minute to think about it, it makes sense to do that. The point of LF is to figure out the absolute latest that the activity can end without making the project late. nd as long as every non-critical-path activity ends before the last activity in the critical path, then they won t be late. We ll start by giving you the LF of critical path, ---H-, which is 1. by filling in the LF of the last activity in each path, which is the same as the F of the last activity in the critical path. LF= LS= Move backwards through the path, filling in the LS by subtracting the duration from the LF and adding one. We ve filled in the first two for you. The LF for each activity is the LS of the next one on the path minus one. LF= LS= LF= LS= For activity, you have a choice you can calculate the LF using the LS from either activity or F. Use the lower value, subtract one, and fill it in. F LF= LS= up by calculating the LS and LF for the last two paths! ctivities and have two possible choices for which LS to use for the calculation. For activity, do you use the LS of or the LS of F nd for activity, do you use the activity or G The answer is that you always use the lowest value of LS to calculate the LF. The reason is that you re trying to find the latest possible start date that won t make the project late. If you use an activity with a later LS, and the activity really is delayed by that much, then it ll cause a delay in both following activities. nd that will make the one with the lower LS start too late. LF= LS= is another one where you have to chose which LS to use in order to calculate the LF. You can either use the LS from activity or activity G. Use whichever is lowest, subtract one, and fill it in. LF= LS= G LF= LS= H LF= LS= you are here 2

8 exercise solutions If you got a few of these wrong, don t worry. It s easy to miss one calculation, and that leads to a problem on the whole path. 1 = 1 = 1 Now you know that activity G can start as late as day of the project (assuming the units are days) or it could finish as early as day 11.. For the exam, you ll only have to do one or two of these calculations, not a whole string of them like this. You ll definitely be able to handle the exam questions now! = = 10 1 = 1 G 11 = F 1 = 11 1 H 1 1 = 1 1 Wait a minute... I ve never had to do this for my projects at work! I ve got projects with dozens of activities, and this would take all day! You won t have to do this kind of thing on the job... that s what computers are for! Project management software like Microsoft Project will do these calculations for you. ut you need to know how to do it yourself, because when the computer is doing critical path analysis, this is exactly how it figures it out! 2 hapter

### PMP. Head First. A Brain-Friendly Guide. Jennifer Greene, PMP & Andrew Stellman, PMP

rain-riendly Guide Head irst PMP Load the exam concepts right into your brain Learner s ompanion to Passing the Project Management Professional xam Use risk management m to avoid embarrassing project problems

### Topic: The easiest way to calculate Critical Path, Total Float, Free Float, Early Start, Early Finish, Late Start, and Late Finish.

Hot Topics & hallenges Time Management Topic: The easiest way to calculate ritical Path, Total Float, Free Float, Early, Early, Late, and Late. Presenter: Sohel khter, PMP, N,ISMS PMP and Six Sigma instructor,

### Chapter-6. Developing a Project Plan

MGMT 4135 Project Management Chapter-6 Where we are now Developing the Project Network Why? Graphical representation of the tasks to be completed Logical sequence of activities Determines dependencies

### Operational Research. Project Menagement Method by CPM/ PERT

Operational Research Project Menagement Method by CPM/ PERT Project definition A project is a series of activities directed to accomplishment of a desired objective. Plan your work first..then work your

### Club Accounts. 2011 Question 6.

Club Accounts. 2011 Question 6. Anyone familiar with Farm Accounts or Service Firms (notes for both topics are back on the webpage you found this on), will have no trouble with Club Accounts. Essentially

### The Project Planning Process Group

3 The Project Planning Process Group............................................... Terms you ll need to understand: Activity Activity attributes Activity list Activity on arrow diagram (AOA) Activity

### Project and Production Management Prof. Arun Kanda Department of Mechanical Engineering Indian Institute of Technology, Delhi

Project and Production Management Prof. Arun Kanda Department of Mechanical Engineering Indian Institute of Technology, Delhi Lecture - 9 Basic Scheduling with A-O-A Networks Today we are going to be talking

### Is Your Schedule Correct? Common Scheduling Mistakes and How to Avoid Them

Sponsored by Is Your Schedule Correct? Common Scheduling Mistakes and How to Avoid Them Joseph A. Lukas PMP, CSM, CCP, PE White Paper 1-888-762-3683 www.pmcentersusa.com Joe Lukas & PM Centers USA, LLC

### Chapter 2: Project Time Management

Chapter 2: Project Time Management Learning Objectives o o o o Understand the importance of project schedules and good project time management. Define activities as the basis for developing project schedules.

### PROJECT EVALUATION REVIEW TECHNIQUE (PERT) AND CRITICAL PATH METHOD (CPM)

PROJECT EVALUATION REVIEW TECHNIQUE (PERT) AND CRITICAL PATH METHOD (CPM) Project Evaluation Review Technique (PERT) and Critical Path Method (CPM) are scheduling techniques used to plan, schedule, budget

### Project Scheduling. Introduction

Project Scheduling Introduction In chapter, the O and ON networks were presented, also the time and cost of individual activities based were calculated. Yet, however, we do not know how long is the total

### A GUIDE TO NETWORK ANALYSIS by MICHAEL C GLEN

Introduction A GUIDE TO NETWORK ANALYSIS by MICHAEL C GLEN The core technique available to Project Managers for planning and controlling their projects is Network Analysis. This short guide will provide

### Cambridge International AS and A Level Computer Science

Topic support guide Cambridge International AS and A Level Computer Science 9608 For examination from 2017 Topic 4.4.3 Project management PERT and GANTT charts Cambridge International Examinations retains

### Network Planning and Analysis

46 Network Planning and Analysis 1. Objective: What can you tell me about the project? When will the project finish? How long will the project take (project total duration)? 2. Why is this topic Important

### Project Management Glossary

Project Management Glossary THE VOCABULARY OF ACHIEVEMENT RON BLACK THE MENTOR GROUP WWW.RONBLACK.COM 800-381-8686 This glossary is an excerpt from Ron Black s book, The Complete Idiot s Guide to Project

### The Mortgage Guide. Helping you find the right mortgage for you. Brought to you by. V0050713a

The Mortgage Guide Helping you find the right mortgage for you Brought to you by Hello. Contents We re the Which? Mortgage Advisers team. Buying a house is the biggest financial commitment most of us ever

### Mortgage Advisers. The Mortgage Guide Helping you find the right mortgage for you

Mortgage Advisers The Mortgage Guide Helping you find the right mortgage for you Hello. We re the Which? Mortgage Advisers team. Buying a house is the biggest financial commitment most of us ever make.

### Precedence Diagram Method. CSTM 462 Planning & Scheduling

Precedence Diagram Method CSTM 462 Planning & Scheduling Precedence Diagramming Method (PDM) PDM is more flexible than AON or AOA networks because PDM allows the overlapping of concurrent activities.

### Chapter 4: Project Time Management

Chapter 4: Project Time Management Importance of Project Schedules Managers often cite delivering projects on time as one of their biggest challenges Time has the least amount of flexibility; it passes

### ME 407 Mechanical Engineering Design Spring 2016

ME 407 Mechanical Engineering Design Spring 2016 Project Planning & Management Asst. Prof. Dr. Ulaş Yaman Acknowledgements to Dieter, Engineering Design, 4 th edition Ullman, The Mechanical Design Process,

### Scheduling is a DRAG

Scheduling is a DRAG Better project management does not mean making schedules longer but rather making projects shorter. By William R. Duncan and Stephen A. Devaux Most organizations have realized that

### Collaborative Scheduling using the CPM Method

MnDOT Project Management Office Presents: Collaborative Scheduling using the CPM Method Presenter: Jonathan McNatty, PSP Senior Schedule Consultant DRMcNatty & Associates, Inc. Housekeeping Items Lines

### 3 + 7 1 2. 6 2 + 1. 7 0. 1 200 and 30 100 100 10 10 10. Maths in School. Addition in School. by Kate Robinson

1 2. 6 2 + 1. 7 0 10 3 + 7 1 4. 3 2 1 231 200 and 30 100 100 10 10 10 Maths in School Addition in School by Kate Robinson 2 Addition in School Contents Introduction p.3 Adding in everyday life p.3 Coat

### MECH 896 Professional Development for MEng Students. Homework Discussion. Scheduling Overview. Winter 2015: Lecture #5 Project Time Management

MECH 896 Professional Development for MEng Students Mohamed Hefny and Brian Surgenor (hefny@cs.queensu.ca and surgenor@me.queensu.ca) Winter : Lecture # Project Time Management Homework Discussion Homework

### CPM-200: Principles of Schedule Management

CPM-: Principles of Schedule Management Lesson B: Critical Path Scheduling Techniques Instructor Jim Wrisley IPM Fall Conference PMI-College of Performance Management Professional Education Program Copyright

### technical tips and tricks

technical tips and tricks Performing critical path analysis Document author: Produced by: Andy Jessop Project Learning International Limited The tips and tricks below are taken from Project Mentor, the

### Network Diagram Critical Path Method Programme Evaluation and Review Technique and Reducing Project Duration

Network Diagram Critical Path Method Programme Evaluation and Review Technique and Reducing Project Duration Prof. M. Rammohan Rao Former Dean Professor Emeritus Executive Director, Centre for Analytical

### 02 Project planning. There are two approaches to identifying the components of a project: productbased and work- or activity-based.

C H A P T E R T W O 02 Project planning LEARNING OUTCOMES When you have completed this chapter you should be able to demonstrate an understanding of the following: project deliverables and intermediate

### EdExcel Decision Mathematics 1

EdExcel Decision Mathematics 1 Notes and Examples Critical Path Analysis Section 1: Activity networks These notes contain subsections on Drawing an activity network Using dummy activities Analysing the

### Project Time Management

Project Time Management Plan Schedule Management is the process of establishing the policies, procedures, and documentation for planning, developing, managing, executing, and controlling the project schedule.

### Seven Things You Must Know Before Hiring a Plumber

Seven Things You Must Know Before Hiring a Plumber Introduction Have you ever had a toilet break in the middle of the night? Or maybe a pipe froze this last winter and burst, causing part of your house

### The work breakdown structure can be illustrated in a block diagram:

1 Project Management Tools for Project Management Work Breakdown Structure A complex project is made manageable by first breaking it down into individual components in a hierarchical structure, known as

### CSC 443: IT Project Management Midterm 1 exam - Spring semester 2011-2012 March 21 st, 2012

King Saud University College of Computer & Information Sciences Department of Computer Science CSC 443: IT Project Management Midterm 1 exam - Spring semester 2011-2012 March 21 st, 2012 1- Decomposing

Your retirement income Exploring your options Contents 02 What do you want to do with your pension fund? 07 A regular retirement income for the rest of your life 10 A flexible income from a Self Invested

### Scheduling Glossary Activity. A component of work performed during the course of a project.

Scheduling Glossary Activity. A component of work performed during the course of a project. Activity Attributes. Multiple attributes associated with each schedule activity that can be included within the

3 Concepts in IP Addressing Terms You ll Need to Understand: Binary Hexadecimal Decimal Octet IP address Subnet Mask Subnet Host Increment Techniques You ll Need to Master: Identifying Address Class and

### Leaving Certificate Technology. Project Management. Teacher Notes

Leaving Certificate Technology Project Management Teacher Notes 1 Project Management This is the first of three key topics that form Project and Quality Management in the Technology Syllabus core. These

### Project Planning and Scheduling

Project Planning and Scheduling MFS606 Project Planning Preliminary Coordination Detailed Task Description Objectives Budgeting Scheduling Project Status Monitoring When, What, Who Project Termination

### How to Study Mathematics Written by Paul Dawkins

How to Study Mathematics Written by Paul Dawkins Before I get into the tips for how to study math let me first say that everyone studies differently and there is no one right way to study for a math class.

### Leaving Certificate Technology. Project Management. Student Workbook

Leaving Certificate Technology Project Management Student Workbook Project Management Student notes Introduction Project management is the name given to a number of techniques used in industry to manage

### BBC Learning English Talk about English Business Language To Go Part 6 - Telephone language 1

BBC Learning English Business Language To Go Part 6 - Telephone language 1 This programme was first broadcast in 2001 This is not an accurate word-for-word transcript of the programme You want shortcuts

### Chapter 6: Project Time Management

CIS 486 Managing Information Systems Projects Fall 2003 (Chapter 6), PhD jwoo5@calstatela.edu California State University, LA Computer and Information System Department Chapter 6: Project Time Management

### The 3 Biggest Mistakes Investors Make When It Comes To Selling Their Stocks

3 The 3 Biggest Mistakes Investors Make When It Comes To Selling Their Stocks and a simple three step solution to consistently outperform the market year after year after year. 2 Dear friend and fellow

### Would You Like To Earn \$1000 s With The Click Of A Button?

Would You Like To Earn \$1000 s With The Click Of A Button? (Follow these easy step by step instructions and you will) This Version of the ebook is for all countries other than the USA. If you need the

### Top 5 Mistakes Made with Inventory Management for Online Stores

Top 5 Mistakes Made with Inventory Management for Online Stores For any product you sell, you have an inventory. And whether that inventory fills dozens of warehouses across the country, or is simply stacked

### Chapter 6: Project Time Management. King Fahd University of Petroleum & Minerals SWE 417: Software Project Management Semester: 072

Chapter 6: Project Time Management King Fahd University of Petroleum & Minerals SWE 417: Software Project Management Semester: 072 Learning Objectives Understand the importance of project schedules Define

### Resources Management

Resources Management. Introduction s we have seen in network scheduling, the basic inputs to criticalpath analysis are the individual project activities, their durations, and their dependency relationships.

### When you are contacting your leads it s very important to remember a few key factors:

How to Work MLM Experience Leads: Congratulations on your choice to start contacting people who have done some type of direct sales / home biz / network marketing business in the past and could possibly

### The Social Accelerator Setup Guide

The Social Accelerator Setup Guide Welcome! Welcome to the Social Accelerator setup guide. This guide covers 2 ways to setup SA. Most likely, you will want to use the easy setup wizard. In that case, you

### Unit 1: Project Planning and Scheduling

Unit : Project Planning and Scheduling Objective Ð To provide a brief introduction to project planning and scheduling. The critical area where project management meets system development. ackground Most

### 8. Project Time Management

8. Project Time Management Project Time Management closely coordinated Two basic approaches -bottom-up (analytical) -top-down (expert judgement) Processes required to ensure timely completion of the project

### 10 Project Management with PERT/CPM

10 Project Management with PERT/CPM 468 One of the most challenging jobs that any manager can take on is the management of a large-scale project that requires coordinating numerous activities throughout

### Notes on the Critical Path Method for project planning and management.

E90 Engineering Design Notes on the Critical Path Method for project planning and management. CPM models any project by a network of blocks or circles called NODES that are connected by lines called ARROWS.

### Project Planning Tools. GANTT Chart. Chapter 7 Project Planning. GANTT Chart (Figure 7.3) CPM Chart (Figure 7.12) PERT Chart (Figure 7.

Project Planning ools hapter 7 Project Planning Lecture 2 Project Planning nd Management ools GN hart (Figure 7.) PM hart (Figure 7.2) P hart (Figure 7.5) GN: eveloped by Henry Gantt PM: ritical Path Method

### Standard Life Active Retirement For accessing your pension money

Standard Life Active Retirement For accessing your pension money Standard Life Active Retirement our ready-made investment solution that allows you to access your pension savings while still giving your

### MnDOT Project Management Office Presents: Schedule Float. Presenter: Jonathan McNatty, PSP Senior Schedule Consultant DRMcNatty & Associates, Inc.

MnDOT Project Management Office Presents: Schedule Float Presenter: Jonathan McNatty, PSP Senior Schedule Consultant DRMcNatty & Associates, Inc. Housekeeping Items Lines will be muted during the webinar

Central England People First s friendly guide to downloading What is Skype? Skype is a computer programme that turns your computer into a telephone. This means that you can speak to other people using

### \$300 to Freedom in FOREX FOREX Freedom Turn \$300 into \$30,000 with FOREX Financial Freedom in as Little as 6 Months!

Turn \$300 into \$30,000 Financial Freedom in as Little as 6 Months! ereport By Robert Borowski 2004 & 2005 Evergreen Forex Inc. \$300 to Freedom in FOREX FOREX Freedom Turn \$300 into \$30,000 with FOREX Financial

### Project Time Management

Project Time Management By Augsburg College 1 Learning Objectives Understand the importance of project schedules and good project time management Define activities as the basis for developing project schedules

Appendix A Glossary Terms of Project Management Appendix Table of Contents REFERENCES...761 750 Appendix A. Glossary of Project Management Terms Appendix A Glossary Terms of Project Management A Activity

### Chapter 1.7 Project Management. 1. Project financing is one of the step of project management- State True or False

Chapter 1.7 Project Management Part I: Objective type questions and answers 1. Project financing is one of the step of project management- State True or False 2. Proposed new technologies, process modifications,

### Savings and Bank Accounts

LESSON 2 Savings Savings and Bank Accounts Quick Write Suppose a relative gives you a generous gift of \$1,000 for your sixteenth birthday. Your parent or guardian says that you can spend \$50 on things

### Microsoft Word 1A: Business Letters: Format, Text Wrap, Insert Text Box, Logo

Microsoft Word 1A: Business Letters: Format, Text Wrap, Insert Text Box, Logo Format of a Business Letter: Although there are different formats to use when preparing a business letter, you should always

### Time Management. Part 5 Schedule Development. Richard Boser

Time Management Part 5 Schedule Development Richard Boser 6.5 Schedule Development Inputs Organizational Process Assets Scope Statement Activity List Activity Attributes Network Diagrams Resource Req ms

### Seven Things You Must Know Before Hiring a Tax Preparer

Seven Things You Must Know Before Hiring a Tax Preparer Seven Things to Know Before Hiring a Tax Preparer Copyright All Rights Reserved 1 Introduction Everybody hates doing their taxes. Even if you anticipate

### Acing the QuickBooks Online Certification Exam

THE ACCOUNTANT S GUIDE TO Acing the QuickBooks Online Certification Exam Insider tips, tricks and facts to help you pass the first time. Brought to you by Intuit s professional QuickBooks trainers. ProAdvisor

### How to show up in local searches.

autorevo.com 2014 Guide #09 How to show up in local searches. a Local SEO guide by AutoRevo. Can people really find your website? Does your dealership show up on the first page of search results? There

Talking to your client about a SMART Loan Referral A Primerica Representative resource Table of Contents Clients who haven t completed a Financial Needs Analysis 4 Clients who have completed a Financial

### HOW TO START WORKING WITH P2WARE PROJECT MANAGER 7?

HOW TO START WORKING WITH P2WARE PROJECT MANAGER 7? This document contains introduction to P2ware Project Manager 7 views (P2ware Project Manager 7 walkthrough) and shows how to create high quality plans

### 22 Project Management with PERT/CPM

hil61217_ch22.qxd /29/0 05:58 PM Page 22-1 22 C H A P T E R Project Management with PERT/CPM One of the most challenging jobs that any manager can take on is the management of a large-scale project that

www.footballbettingdata.co.uk Guide to Spread Betting Part One: How to get a 9/2 payout from a 5/6 shot Are you interested in boosting your profits? Of course you are. Who isn t? There is more to making

### Project Scheduling by PERT/CPM

Project Scheduling by PERT/PM Reference ooks: nderson, Sweeney, and Williams, N INTROUTION TO MNGEMENT SIENE, QUNTITTIVE PPROHES TO EISION MKING, th edition, West Publishing ompany,99 Hamdy. Taha, OPERTIONS

### Computer Networks By Bahaa Q. Al-Mussawi Subnetting Basics Reduced network traffic Optimized network performance Simplified management

Subnetting Basics You learned previously how to define and find the valid host ranges used in a Class A, Class B, and Class C network address by turning the host bits all off and then all on. This is very

### Moses. July 11-12, 2015. God has a plan for us. Exodus 2-4; Jeremiah 29:11

rd 3 5 July 11-12, 2015 Moses Exodus 2-4; Jeremiah 29:11 God has a plan for us. th Connect Time (20 minutes): Five minutes after the service begins, split kids into groups and begin their activity. Remember

### Statics problem solving strategies, hints and tricks

Statics problem solving strategies, hints and tricks Contents 1 Solving a problem in 7 steps 3 1.1 To read.............................................. 3 1.2 To draw..............................................

### Digital Workflow How to make & use digital signatures

Last updated: 11/25/08 Digital Workflow How to make & use digital signatures Digital Signatures make sense Digital signatures save time, which obviously translates into monetary savings as well. And, by

### Large Scale Systems Design G52LSS

Large Scale Systems esign 52LSS Lecture 6 Project Scheduling With PRT Project Scheduling PRT iagrams onstructing Pert iagrams Learning outcomes: describe the purpose and steps of project scheduling within

### Scheduling Resources and Costs

Student Version CHAPTER EIGHT Scheduling Resources and Costs McGraw-Hill/Irwin Copyright 2011 by The McGraw-Hill Companies, Inc. All rights reserved. Gannt Chart Developed by Henry Gannt in 1916 is used

### ONLINE SUPPLEMENTAL BAPPENDIX PROJECT SCHEDULES WITH PERT/CPM CHARTS

ONLINE SUPPLEMENTAL BAPPENDIX PROJECT SCHEDULES WITH PERT/CPM CHARTS Chapter 3 of Systems Analysis and Design in a Changing World explains the techniques and steps required to build a project schedule

### [ INTRODUCTION ] A lot has changed since 1992, except for everything that hasn t. We come from a place you ve probably never heard of.

[ INTRODUCTION ] A businessman goes to see about a girl. They fall in love. They get married. The girl doesn t want to leave her family. He plants his roots and starts a business. Together they raise three

### Double Deck Blackjack

Double Deck Blackjack Double Deck Blackjack is far more volatile than Multi Deck for the following reasons; The Running & True Card Counts can swing drastically from one Round to the next So few cards

### User Guide for CDC s SAMS Partner Portal. Document Version 1.0

User Guide for CDC s SAMS Partner Portal Document Version 1.0 Introduction If you are reading this guide, it probably means that you have been (or will be) invited to register with the SAMS Partner Portal.

1 2 Author s Preface The Medialogist s Guide to Project Time Management is developed in compliance with the 9 th semester Medialogy report The Medialogist s Guide to Project Time Management Introducing

### The 7 Biggest Marketing Mistakes Small Business Owners Make and How to Avoid Them

The 7 Biggest Marketing Mistakes Small Business Owners Make and How to Avoid Them www.basicbananas.com BASICBANANAS Ph:+611300691883 ABN43239027805 POBox502,Narrabeen,NSW2101,Sydney,Australia The 7 Biggest

### MSc Project Planning

MSc Project Planning Dr Paul Brunn 4 th February 2009 Project Planning and Control Intro to General Methods Some simple examples How to plan and complete an MSc Dissertation project EPS Graduate Education

### STRUCTURE AND FLOWS. By Hagan Rivers, Two Rivers Consulting FREE CHAPTER

UIE REPORTS FUNDAMENTALS SERIES T H E D E S I G N E R S G U I D E T O WEB APPLICATIONS PART I: STRUCTURE AND FLOWS By Hagan Rivers, Two Rivers Consulting FREE CHAPTER User Interface Engineering User Interface

### Basic CPM Calculations

Overview Core Scheduling Papers: #7 Basic CPM Calculations Time Analysis calculations in a Precedence Diagramming Method (PDM) Critical Path Method (CPM) network can be done in a number of different ways.

Sell Your House in DAYS Instead of Months No Agents No Fees No Commissions No Hassle Learn the secret of selling your house in days instead of months If you re trying to sell your house, you may not have

### Network analysis: P.E.R.T,C.P.M & Resource Allocation Some important definition:

Network analysis: P.E.R.T,C.P.M & Resource Allocation Some important definition: 1. Activity : It is a particular work of a project which consumes some resources (in ) & time. It is shown as & represented

### Steps to Vital New Control Over Wages, Tips and Shift Pay

3 Steps to Vital New Control Over Wages, Tips and Shift Pay In today s hospitality industry, time really is money. After all, the faster you serve customers, the more customers you can serve. That s why

### 10 Easy Things You Can Do To Improve Your Finances Right Now

Introduction I know you have far better things to do with your time than stress about your finances. Plus, admit it, you re a little bit lazy. You d rather kick back with your friends than research investments

### *NO PING PONG TABLE REQUIRED the one simple secret that made 96% of our developers love their jobs

*NO PING PONG TABLE REQUIRED the one simple secret that made 96% of our developers love their jobs Written by Ryan Chartrand, CEO of X-Team, a global developer resourcing company that provides full-time

### Sales Lead Brokerage Profit Plan Bonus Document

Sales Lead Brokerage Profit Plan Bonus Document Introduction Hello and thanks for ordering the Sales Lead Brokerage Profit Plan through the Money Makers Reviewed website. As you ll know if you read my

### INTRODUCTION TO PROJECT MANAGEMENT AND MS PROJECT

LECTURE -01 TO PROJECT MANAGEMENT AND MS PROJECT 2 Objective LEARNING OBJECTIVES To learn Project Management Software and their Application to Civil Engineering Books Microsoft Office Project Step by Step

### McKinsey Problem Solving Test Top Tips

McKinsey Problem Solving Test Top Tips 1 McKinsey Problem Solving Test You re probably reading this because you ve been invited to take the McKinsey Problem Solving Test. Don t stress out as part of the