Software project management with GAs


 Bartholomew Hopkins
 2 years ago
 Views:
Transcription
1 Informaton Scences 177 (27) Software project management wth GAs Enrque Alba *, J. Francsco Chcano Unversty of Málaga, Grupo GISUM, Departamento de Lenguajes y Cencas de la Computacón, E.T.S. Ingenería Informátca, Campus de Teatnos, 2971 Málaga, Span Receved 4 February 25; receved n revsed form 27 September 26; accepted 24 December 26 Abstract A Project Schedulng Problem conssts n decdng who does what durng the software project lfetme. Ths s a captal ssue n the practce of software engneerng, snce the total budget and human resources nvolved must be managed optmally n order to end n a successful project. In short, companes are prncpally concerned wth reducng the duraton and cost of projects, and these two goals are n conflct wth each other. In ths work we tackle the problem by usng genetc algorthms (GAs) to solve many dfferent software project scenaros. Thanks to our newly developed nstance generator we can perform structured studes on the nfluence the most mportant problem attrbutes have on the solutons. Our conclusons show that GAs are qute flexble and accurate for ths applcaton, and an mportant tool for automatc project management. Ó 27 Elsever Inc. All rghts reserved. Keywords: Automatc software management; Genetc algorthm; Project schedulng 1. Introducton The hgh complexty of currently exstng software projects justfes the research nto computer aded tools to properly plan the project development. Current software projects usually demand complex management nvolvng schedulng, plannng, and montorng tasks. There s a need to control people and processes, and to effcently allocate resources n order to acheve specfc objectves whle satsfyng a varety of constrants. In a general way, the project schedulng problem conssts n defnng whch resources are used to perform each task and when each one should be carred out. Tasks may be anythng from mantanng documents to wrtng programs, and the resources nclude people, machnes, tme, etc. The objectves are usually to mnmze the project duraton, to mnmze the project cost, and to maxmze the product qualty [4]. In an real project, the manager wants an automatc plan whch wll reconcle as far as possble these three conflctng goals. Some work exsts whch proposes and dscusses advanced management technques [2,22] and tools [15,17] whch can help software managers n ther work. Computers are usually appled at several steps of the * Correspondng author. Tel.: ; fax: Emal addresses: (E. Alba), (J. Francsco Chcano) /$  see front matter Ó 27 Elsever Inc. All rghts reserved. do:1.116/j.ns
2 software management process. We can fnd expert systems to dagnose problems n software development [21], neural networks for decdng when to delver software to the users [7], genetc algorthms for project schedulng [4], CASE tools for the knowledge management of software development [11], all of whch together form a new feld of knowledge related to computer asssted project management. In ths paper we focus on the Project Schedulng Problem solved wth genetc algorthms [1]. The ssues addressed are related to the tme, human sklls, budget, and project complexty nvolved. All of these ssues make our study more dffcult and nearer to actual software project plannng scenaros. We frst defne an optmzaton problem to deal wth the search for hghly effcent management and propose the use of genetc algorthms to solve ths problem [1]. Wth the proposed tool, a project manager can evaluate dfferent scenaros n order to later be able to take decsons on the actual project tself. We perform some n slco experments [25] based on several automatcally generated project scenaros. The artcle s organzed as follows. In Secton 2 the Project Schedulng Problem s defned. Secton 3 descrbes the genetc algorthms proposed and Secton 4 dscusses the representaton of the ndvduals and the ftness functon, two very mportant ssues when applyng GAs to any problem. We use an nstance generator to automatcally create the dfferent project scenaros, whch s descrbed n Secton 5. Fnally, the expermental study and results are presented n Secton 6, and some conclusons and future work are outlned n Secton The project schedulng problem (PSP) The PSP s related to the ResourceConstraned Project Schedulng (RCPS), an exstng problem whch has been extensvely tackled n the lterature usng both exact technques [6,19,24] and metaheurstc ones [12,18,2]. However, there are some dfferences between PSP and RCPS. Frstly, n PSP there s a cost assocated wth the employees and a project cost whch must be mnmzed (n addton to the project duraton). Addtonally, n RCPS there are several knds of resources whle PSP has only one (the employee) wth several possble sklls. We should notce that PSP sklls are dfferent from RCPS resource types. In addton, each actvty n the RCPS requres dfferent quanttes of each resource whle PSP sklls are not quantfable enttes. The problem as defned here s more realstc than the RCPS because t ncludes the concept of an employee wth a salary and personal sklls, also capable of performng several tasks durng a regular workng day. In [4] a genetc algorthm s used to solve ths knd of problem wth an approach whch s smlar to our statement. Let us specfy the detals of the problem tackled n ths work. The resources consdered are people wth a set of sklls, and a salary. These employees have a maxmum degree of dedcaton to the project. Formally, each person (employee) s denoted wth e, where ranges from 1toE (the number of employees). Let SK be the set of sklls, and s the th skll wth varyng from 1 to S ¼jSKj. The sklls of employee e wll be denoted wth e sklls maxmum dedcaton to the project wth e maxded E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) SK, the monthly salary wth e salary, and the. Both the salary and the maxmum dedcaton are real numbers. The former s expressed n fcttous currency unts, whle the latter s the rato between the amount of hours dedcated to the project and the full length of the employee s workng day. Let us consder an example to clarfy the concepts. Let us suppose that we have a software company wth fve employees. We need to perform a software applcaton for a bank presentng the scenaro shown n Fg. 1. In ths fgure we supply nformaton about the dfferent sklls of the employees, ther maxmum dedcaton to the project at hand, and ther monthly salary. For example, employee e 2, who earns $25 each month, s a database expert (s 3 ), a UML expert (s 4 ), and s able to lead a group of people (s 2 ). Her/hs colleague, employee e 4, s also able to lead a group (s 2 ) and, n addton, s/he s a great programmer (s 1 ). These two employees and employee e 1 can spend all of ther workng day developng the applcaton (maxmum dedcaton equal to one) but ths does not necessarly mean that they do so. On the contrary, employee e 3 can only dedcate half of her/ hs workng day to the project. There may be several reasons for ths fact: perhaps the employee has a parttme contract, or s/he has admnstratve tasks to carry out n the company durng part of the day. Employee e 5 can work overtme, her/hs maxmum dedcaton s greater than one ðe maxded 5 ¼ 1:2Þ, and ths means that s/he can work on the bank applcaton up to 2% more than n an ordnary workng day. In ths way, we can model the extra tme of the employees, a farly real world feature ncluded n the problem defnton. However, the project manager must take nto account that an overloaded employee can ncrease her/hs mstake rate and,
3 2382 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Fg. 1. Possble staff of an example software company. consequently, the number of errors n the software developed. Ths leads to a lower qualty of the fnal product and, possbly, to the need to correct or to redevelop the erroneous parts. In any case, the outcome may be an ncrease n the overall project duraton. Ths does not affect the problem defnton, t s a matter of psychology, but t s an mportant ssue that project managers must take nto account. Let us leave the example for a moment and study how the tasks of a software project are modelled. The tasks are denoted wth t, where ranges from 1 to T (the number of tasks). Each task t has a set of requred sklls assocated wth t denoted by t sklls and an effort t effort expressed n personmonth (PM). The tasks must be performed accordng to a Task Precedence Graph (TPG). Ths ndcates whch tasks must be completed before a new task s begun. The TPG s an acyclc drected graph GðV ; AÞ wth a vertex set V ¼ft 1 ; t 2 ;...; t T g and an arc set A, where ðt ; t j Þ2A f task t must be completed, wth no other ntervenng tasks, before task t j can start. In order to contnue wth our example we show n Fg. 2 all the tasks of the software project n hand. For each task we provde nformaton on the effort n personmonth and the set of requred sklls. For example, task t 1, whch conssts n creatng the UML dagrams of the project n order to be used later by the employees n the followng tasks, requres UML expertse (skll s 4 ) and fve personmonth. In the same fgure we show the TPG of the project, drawng an arrow from task t to task t j f the former must be completed before the latter starts. For example, after the UML dagrams of the applcaton are completed (t 1 ), both the desgn of the web page templates for the documentaton of the applcaton (t 4 ) and the database Fg. 2. Task precedence graph of the bank applcaton.
4 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) desgn (t 2 ) can be started. However, these two tasks must be completed before the database desgn documentaton s produced (t 6 ). Our objectves are to mnmze the cost and the duraton of the project. The constrants are that each task must be performed by at least one person, the set of requred sklls of a task must be ncluded n the unon of the sklls of the employees performng the task, and no employee must exceed her/hs maxmum dedcaton to the project. The frst constrant s necessary n order to complete the project: the project wll not be complete f even one task s left undone. The thrd constrant s obvous after the defnton of maxmum dedcaton. However, more could be sad regardng the second constrant and therefore we wll deal wth t below. At ths pont we can talk about the number of sklls nvolved n a project. Ths number can be vewed as a measure of the degree of specalzaton of the abltes nvolved n the project. That s, the more sklls, the more portons the abltes requred to perform the whole software project must be dvded nto. In our example we could further break down some of the sklls. For nstance, we can dvde the programmng expertse nto three sklls: Java expertse, C/C++ expertse, and Vsual Basc expertse. On the other hand, the number of sklls can be vewed as a measure of the amount of abltes needed to carry out a project. One example could be developng software for controllng an arplane (large varety of sklls needed) versus our bank applcaton. Thus, n our model, the number of sklls nvolved n a project has a dual nterpretaton n the real world: the degree of specalzaton of the abltes nvolved versus the amount of abltes needed to carry out the project. The correct nterpretaton depends on the specfc project. From the project manager pont of vew, the sklls assgned to each task and employee depends on the dvson of the abltes requred for the project at hand. For example, we can do a very fne dvson of the abltes f our employees are very specalzed (they are experts n very specfc domans). In such a stuaton we have a lot of very specfc sklls nvolved n the project. Each task can requre many of these sklls and the employees may have a few sklls each. In a dfferent scenaro, f our employees have some knowledge of several topcs then we wll have a few sklls assocated wth vast domans. In ths case, the number of sklls requred by the tasks s smaller than n the prevous scenaro. Once we know the elements of a problem nstance, we can proceed to descrbe the elements of a soluton to the problem. A soluton can be represented wth a matrx X ¼ðx j Þ of sze E T where x j P. The element x j s the degree of dedcaton of employee e to task t j. If employee e performs task t j wth a.5 dedcaton degree s/he spends half of her/hs workng day on the task. If an employee does not perform a task s/he wll have a dedcaton degree of for that task. Ths nformaton s used to compute the duraton of each task and, ndeed, the startng and fnshng tme of each one,.e., the tme schedule of the tasks (Gantt dagram). From ths schedule we can compute the duraton of the project (see Fg. 3). The cost can be calculated after the duraton of the tasks has been establshed, takng nto account the dedcaton and the salary of the employees. Fg. 3. A tentatve soluton for the prevous example. Usng the task duratons and the TPG, the Gantt dagram of the project can be computed.
5 2384 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Fnally, the overwork of each employee can be calculated usng the tme schedule of the tasks and the dedcaton matrx X. In order to evaluate the qualty of a gven project management soluton, we take three ssues nto account: project duraton, project cost, and soluton feasblty. To compute the project duraton, denoted wth p dur,we need to calculate the duraton of each ndvdual task ðt dur j Þ. Ths s calculated n the followng way: t dur j ¼ teffort j P E ¼1 x j ð1þ The next step s to compute the startng and fnshng tmes for each task ðt start j and t end j Þ. At the same tme (thus allowng our algorthm to have a reduced computatonal cost), the algorthm also calculates the project duraton, whch wll be the maxmum fnshng tme ever found. The project cost p cost s the sum of the fees pad to the employees for ther dedcaton to the project. These costs are computed by multplyng the salary of the employee by the tme spent on the project. The tme spent on the project s the sum of the dedcaton multpled by the duraton of each task. In summary: p cost ¼ XE ¼1 X T j¼1 e salary x j t dur j ð2þ Now, we detal how the constrants are checked. In order to fnd whether a soluton s feasble, we must frst check that all tasks wll be performed by somebody,.e., no task s left undone. That s: X E ¼1 x j > 8j 2f1; 2;...; T g ð3þ The second constrant of a feasble soluton s that the employees performng one task must have the sklls requred by that task: t sklls j [ fjx j>g e sklls 8j 2f1; 2;...; T g ð4þ Now, we can dscuss the meanng of ths constrant. Observe that, f a task requres a skll, the constrant demands that at least one person, not necessarly all of them, have that skll. Ths makes sense n some stuatons, for example when the skll s the capacty to lead a group of people and the task requres a sngle leader to be apponted. Hence, t s possble that one employee workng on a task may have none of the sklls specfcally requred, or ndeed no sklls. In ths way, we can model scenaros where some employees do not have the sklls requred of the task at hand, but they are n contact wth and can therefore learn from other employees who have these sklls. However, n some scenaros we need all the people workng on a task to have a requred skll. For example, comng back to our bank applcaton we can requre that all the employees mplementng the applcaton (t 3 ) be expert programmers. To tackle ths scenaro we can allocate a dedcaton degree of zero on the task to all the employees wthout the requred skll. In our partcular case we can set x 3 ¼ : for all employees e wthout the skll s 1, that s, e 2, e 3, e 5. Ths means that the elements of the soluton matrx wth a zero value mposed are not consdered when the optmzaton algorthm s appled, reducng thereby the number of problem varables. However, when the soluton s evaluated a zero value s nserted n the correspondng postons of the matrx. Accordng to the second constrant, the tasks requrng a skll whch no employee has cannot be performed and the project cannot be fnshed. When ths happens all the solutons proposed for the schedulng problem are unfeasble because they volate the second constrant. The project manager can solve ths problem n several ways. Frstly, s/he can hre one or several new employees wth the requred sklls. We can model ths stuaton n our formulaton of the PSP by enlargng the set of employees wth the new ones. Furthermore, f the new employees are hred only to perform the task wth the skll demanded we can set the degree of dedcaton of the new employees to zero for all the other tasks. A second soluton to the problem conssts n tranng some of the employees n order to obtan the requred sklls. In our model ths soluton s performed by addng new sklls to the employees traned.
6 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Overwork Work load Maxmum dedcaton t 4 t 1 t 2 t 3 t 6 t 5 t 7 Tme Fg. 4. Workng functon of employee e 5 n our example. Fnally, n order to compute the overwork p over we need the startng and fnshng tmes for each task, prevously computed. For each employee e we defne her/hs workng functon as X e work ðtþ ¼ x j ð5þ If e work s e over fjjt start j ðtþ > e maxded e over ¼ Z t¼pdur t¼ 6t6t end g j employee e exceeds her/hs maxmum dedcaton at nstant t. The overwork of employee rampðe work ðtþ e maxded Þdt ð6þ where ramp s the functon defned by rampðxþ ¼ x f x > ð7þ f x 6 In Fg. 4 we llustrate the workng functon of employee e 5 n our example. We have ncluded the tasks that s/ he performs at any tme. The bold lne s the functon e work ðtþ and the dashed lne ndcates the maxmum dedcaton of the employee (1.2). When the workng functon passes above the maxmum dedcaton there s overwork. The total overwork of the project s the sum of the overwork for all the employees,.e. p over ¼ XE ¼1 e over ð8þ 3. Genetc algorthms In ths artcle we use a GA to solve the PSP, and thus a dscusson of ths knd of metaheurstc s approprate n order to make ths work self contaned. Genetc Algorthms (GAs) are stochastc search methods that have been successfully appled n many search, optmzaton, and machne learnng problems n the past [1]. Unlke other optmzaton technques, GAs mantan a populaton of encoded tentatve solutons that are compettvely manpulated by applyng some varaton operators to fnd a global optmum. To acheve ths goal the problem varables are encoded (bnary or floatng pont, for example) nto what are called the chromosomes, whch are merged and manpulated by the genetc operators to mprove ther assocated qualty (called the ftness). Thus, one ndvdual s composed of one chromosome and ts assocated ftness, and the set of ndvduals forms the populaton used by the algorthm. Populatonbased algorthms contrast wth trajectorybased ones (lke smulated annealng) n that they search from multple ponts at the same tme, thus reducng the probablty of gettng stuck n local optma; n addton, they can offer multple optma to the same problem, an nterestng feature that the researchers can use to have an assorted set of solutons to the problems at hand. After creatng an ntal set of solutons (randomly or by usng a seedng algorthm) GAs normally apply a crossover operaton to combne the contents of two parents formng a new soluton. Ths wll be modfed later by the mutaton operaton whch alters some of the contents of the ndvdual. Not all the ndvduals partcpate n the reproducton, only the fttest ones (eltsm s very common) are selected from the populaton by a
7 2386 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Fg. 5. Pseudocode of a genetc algorthm. selecton operator such as bnary tournament (each parent s selected as the best of two randomly taken ndvduals). The operators are appled n a stochastc way, thus each one has an assocated probablty of applcaton n the teratve loop (each step s called a generaton). Usually, the best ndvduals n the present and the newly created generaton are combned n order that the best ones can be retaned for use n the next step of the algorthm (eltst replacement). The outlne of a general GA s presented n Fg. 5. It begns by randomly creatng a populaton Pðt ¼ Þ of l solutons (ndvduals), each one encodng the p problem varables, usually as a vector over B ¼f; 1g ði ¼ B plx Þ or R ði ¼ R p Þ. An evaluaton functon U s used to assocate a qualty real value to every soluton. The stoppng crteron of the reproductve loop s to fulfll some condton such as reachng a number of generatons or fndng a soluton. The fnal soluton s dentfed as the best soluton found. Metaheurstcs and, n partcular, GAs are not as ntensvely appled n the software engneerng doman as they are n felds lke engneerng, mathematcs, economcs, telecommuncatons or bonformatcs [1,13]. However, the work of Clarke et al. [5] s a good reference for solvng software engneerng problems wth metaheurstcs. They dentfy three areas where the metaheurstcs have been successfully appled: software testng, module clusterng, and cost estmaton. In software testng the approach adopted n the lterature s the generaton of test data wth metaheurstcs n order to detect faults n the software executon [14,16] or to fnd out the worst case executon tme of a code fragment [27]. For module clusterng, the metaheurstc algorthms are used to get a partton of the system components nto clusters wth hgh coheson among components n the same cluster and a loose couplng among dfferent clusters [8]. Fnally, n the cost estmaton problem the goal s to estmate the effort needed to carry out a software project [3]. Clarke et al. pont out other software engneerng domans where metaheurstcs could be appled: defnton of requrements, system ntegraton, mantenance, and reengneerng usng program transformaton. In fact, some applcatons of GAs exst concernng the software engneerng expermentaton [9], software ntegraton [23], and software release plannng [28]. 4. Representaton and ftness functon In ths secton we dscuss the soluton representaton and the ftness functon used n the genetc algorthm. As we stated n Secton 2, a soluton to the problem s a matrx X whose elements x j are nonnegatve. Here we have to decde how these elements are encoded. In ths artcle we consder that no employee works overtme, so the maxmum dedcaton of all the employees s 1. For ths reason, the maxmum value for x j s 1 and therefore x j 2½; 1Š. On the other hand, we use a GA wth bnary strng chromosomes to represent problem solutons. Hence we need to dscretze the nterval ½; 1Š n order to encode the dedcaton degree x j. We dstngush eght values n ths nterval whch are equally dstrbuted. Therefore, three bts are requred for representng them. The matrx X s stored nto the chromosome ~x n row major order. 1 The chromosome length s E T 3. Fg. 6 shows the representaton used. 1 We use ~x to refer to the chromosome (bnary strng) whch represents the matrx soluton X.
8 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Fg. 6. Representaton of a soluton n the genetc algorthm. To compute the ftness of a chromosome ~x we use the next expresson 1=q f the soluton s feasble f ð~xþ ¼ ð9þ 1=ðq þ pþ otherwse where q ¼ w cost p cost þ w dur p dur ð1þ and p ¼ w penal þ w undt undt þ w reqsk reqsk þ w over p over ð11þ The ftness functon has two terms: the cost of the soluton (q) and the penalty for unfeasble solutons (p). The two terms appear n the denomnator because the goal s to mnmze them,.e., maxmze f ð~xþ. The frst term s the weghted sum of the project cost and duraton. In ths term, w cost and w dur are values weghtng the relatve mportance of the two objectves. These weghts allow the ftness to be adapted accordng to our needs as project managers. For example, f the cost of the project s a prmary concern, the correspondng weght must be hgh. However, we must take nto account the order of magntude of both the project cost and duraton. Ths can be done by settng all the weghts to one ntally and then executng the GA several tmes. Next, the cost weght s dvded by the average project cost and the duraton weght s dvded by the average project duraton. In ths way, the weghted terms related to project cost and duraton are n the same order of magntude. At ths pont, the project manager can try dfferent weght values n order to adapt the solutons proposed by the GA to her/hs requrements. The penalty term p s the weghted sum of the parameters of the soluton that make t unfeasble, that s: the overwork of the project (p over ), the number of tasks wth no employee assocated (undt), and the number of sklls stll requred n order to perform all project tasks (reqsk). Each of these parameters s weghted and added to the penalty constant w penal. Ths constant s ncluded n order to separate the ftness range of the feasble solutons from that of the unfeasble ones. The weghts related to the penaltes must be ncreased untl a great number of feasble solutons s obtaned. The values for the weghts used n ths work are shown n Table 1. They have been obtaned by explorng several solutons and wth the am of mantanng all the terms of the sum wthn the same order of magntude. Table 1 Weghts of the ftness functon Weght w cost w dur.1 w penal 1 w undt 1 w reqsk 1 w over.1 Value 1 6
9 2388 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Instance generator In order to perform a meanngful study we must analyze several nstances of the schedulng problem nstead of focusng on only one, whch could bas the conclusons. To do ths we have developed an nstance generator whch creates fcttous software projects after settng a set of parameters such as the number of tasks, the number of employees, etc. An nstance generator s an easly parameterzable tool whch derves nstances wth growng dffculty at wll. Also, usng a problem generator removes the possblty of handtunng algorthms to a partcular problem, therefore allowng greater farness when comparng algorthms. Wth a problem generator the algorthms can be evaluated on a hgh number of random problem nstances, because a dfferent nstance can be solved each tme the algorthm s run. Consequently, the predctve power of the results for the problem class as a whole s ncreased. In ths secton we descrbe the nstance generator n detal. The components of an nstance are: employees, tasks, sklls, and the task precedence graph (TPG). Each of these components has several parameters whch must be determned by the nstance generator. There are two knds of values to be generated: sngle numerc values and sets. For the numerc values a probablty dstrbuton s gven by the user and the values are generated by samplng ths dstrbuton. In the case of sets, the user provdes a probablty dstrbuton for the cardnalty (a numerc value) and then, the elements of the set are randomly chosen from ts superset. All the probablty dstrbutons are specfed n a confguraton fle. Ths fle s a plan text fle contanng attrbutevalue pars. We can see a sample fle n Fg. 7. Each parameter of the nstance has a key name n the confguraton fle. These key names are ncluded n Table 2. The value of a key name s the name of the probablty dstrbuton sampled to generate the value of the parameter. The probablty dstrbutons have param Fg. 7. A sample confguraton fle for the nstance generator.
10 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Table 2 Key names of the confguraton fle and ther assocated parameter Key name task.number task.cost task.skll employee.number employee.salary employee.skll graph.evrate skll.number Parameter Number of tasks Effort of the tasks Number of the requred sklls of the tasks Number of employees Salary of the employees Number of sklls of the employee Rato edges/vertces of the TPG Cardnalty of the sklls set eters that are specfed wth addtonal keyvalue pars of the form: hkeyname.parameter.hparam = hvalue. For example, the property employee.skll n the sample fle of Fg. 7 ndcates that employees have ether 6 or 7 of the 1 possble sklls (property skll.number). The nstance generator reads the confguraton fle and then t generates the sklls, the tasks, the TPG, and the employees, n that order. For each task, t generates the effort value and the requred skll set. For each employee t generates the salary and the set of sklls. The pseudocode of the nstance generator s shown n Fg. 8. Fg. 8. Pseudocode of the nstance generator.
11 239 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) The numerc values of an nstance are: the number of tasks, the effort of the tasks, the number of employees, the salary of the employees, and the number of sklls. The sets of an nstance are: the requred sklls of the tasks, the sklls of the employees, and the set of edges of the TPG graph. For the set of edges we do not specfy a dstrbuton for the cardnalty drectly, but rather for the rato edges/vertces, that s, the generated numerc value s multpled by the number of tasks n order to get the number of edges of the TPG. The maxmum degree of dedcaton of the employees s not part of the nstance tself, but a part of the optmzaton problem. Ths parameter can be dfferent for each employee and t s establshed n the solver confguraton fle. For ths reason the values for ths parameter are not generated. A deeper descrpton of the generator, and the program tself can be found at URL In ths work, we use the nstance generator to study nstances wth dfferent parameterzatons, that s, dfferent number of tasks, employees, and sklls. The dffculty of the nstances depends on these parameters. For example, we expect the nstances wth a larger number of tasks to be more dffcult than those wth a smaller set of tasks, as n real world projects. Ths s common sense snce t s dffcult to do more work wth the same number of empdoyees (wthout workng overtme). Followng ths reasonng, when we ncrease the number of employees whle mantanng the number of tasks we expect easer nstances to emerge from the generator. However, these rules of thumb are hard to fnd n complex projects lke ours, because there are nterdependences of some other parameters whch have an nfluence on the dffculty of an nstance. One of these parameters s the TPG: wth the same number of tasks, one project can be tackled by fewer employees n the same tme as another project wth a dfferent TPG. On the other hand, f we compare nstances wth the same number of tasks we expect that, as the number of employees decreases, the project wll last longer. However, wth an ncrement n the number of employees we dentfy two opposte effects related to the cost: wth more people workng, operatonal costs rse; but at the same tme the project duraton and the expendture are reduced. Hence, we cannot conclude anythng about the project cost drectly from the number of employees. Wth respect to the number of project sklls, we expect nstances whch have a hgher number of demanded sklls to be more dffcult to solve. Wth more sklls, we have more specalzed employees and we expect to need more employees to cover the requred sklls nvolved n a task. Hence, the employees work on more tasks and probably some of them may exceed ther maxmum dedcaton degree thus makng the soluton unfeasble. All these features make t very mportant for the project manager to have an automatc computer tool for takng decsons. 6. Expermental study and results For the expermental study we generated a total of 48 dfferent nstances wth the nstance generator and solved them wth a genetc algorthm. We have grouped the nstances nto fve benchmarks. In the frst three groups we change only one parameter of the problem. Wth these studes we want to analyze how senstve the results obtaned are to the varaton of these parameters. In the last two groups we change several parameters at the same tme. In ths way we study whether the results change n the way suggested by the studes of the frst three groups. To solve the nstances, we use a genetc algorthm wth a populaton of 64 ndvduals, bnary tournament selecton, 2D sngle pont crossover, btflp mutaton, and eltst replacement of the worst (steadysate genetc Table 3 Parameters of the GA GA parameters Populaton 64 Selecton 2tournament (2 nds.) Recombnaton 2D SPX Mutaton BtFlp (1/length) Replacement Eltst Stop 5 steps
12 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) algorthm). The stoppng crteron s to reach 5 steps of the man loop (564 evaluatons). We performed 1 ndependent runs for each nstance. In Table 3 we summarze the GA parameters. The 2D sngle pont crossover [26] s an unusual recombnaton operator appled to matrces. It randomly selects a row and a column (the same n the two parents) and then t swaps the elements n the upper left quadrant and n the lower rght quadrant n both ndvduals (Fg. 9). In the followng subsectons we present the studes performed and the results for all the dentfed benchmarks Frst benchmark: changng the number of employees The frst step s to study the nfluence whch the number of employees has on the solutons. We use four dfferent nstances of the problem wth the same software project,.e., they have the same tasks and the same TPG. The only dfference n the nstances s the number of employees. The maxmum dedcaton and the salary of the employees s also the same. In addton, the constrant related to the sklls s not taken nto account. That s, all the employees have the necessary sklls to perform any gven task. Ths stuaton has been modelled by ntroducng only one skll and provdng all the employees wth that skll. All the nstances are based on the same software project wth 1 tasks, thus, the total work to be done s always the same. For ths reason we expect the project duraton of the solutons proposed by the genetc algorthm to decrease when the number of employees ncreases. More precsely, the project duraton and the number of employees must have an nverse relatonshp and ther product must be constant. In Table 4 we show the results obtaned wth four dfferent numbers of employees: 5, 1, 15, and 2. For each case we present the ht rate (percentage of runs gettng a feasble soluton), the average duraton of the feasble solutons proposed, and the product of the number of employees and the average project duraton n months. We observe n the results that the ht rate decreases when the number of employees ncreases, that s, the problem becomes more dffcult when we ncrease the number of employees. One would have magned that wth more employees t would be easer to fnd a soluton for the problem. However, n ths stuaton the thrd constrant (requrng no overwork) s more dffcult to satsfy. At the same tme, the search space s larger and ths does not help the search process. As we predcted before, the project duraton decreases when the number of employees ncreases. In fact, the product of the number of employees and the average duraton s very smlar for the dfferent nstances (fourth column). However, t ncreases slghtly wth the number of employees for the same reason as the ht rate s reduced: the nstances are more dffcult for the GA. The cost of the software project s exactly the same n all the solutons because all the employees have the same salary, that s, the cost of a one personmonth s fxed throughout all the nstances Second benchmark: changng the number of tasks Fg D sngle pont crossover. Now we study the nfluence of the number of tasks on the solutons. We solve three nstances where we mantan the employees and we change the software projects. In partcular, the three software projects have Table 4 Results obtaned when the number of employees changes Employees Ht rate Avg. duraton Avg. E p dur
13 2392 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Table 5 Results obtaned when the TPG changes Tasks Ht rate Cost Avg. duraton Avg. p cost =p dur , , ,6, , a dfferent number of tasks: 1, 2, and 3. As n the prevous benchmark, all the employees have the same salary and maxmum dedcaton. For ths reason all the solutons for the same project have the same cost. Snce we use the same probablty dstrbuton n order to generate the cost of the project tasks n the three projects, we expect an ncrease n the project cost wth an ncrease n the number of tasks. In addton, we do not consder the second constrant, so we expect a proportonal relatonshp between the duraton and the cost of the projects. Furthermore, f all the employees are workng all the tme for the project, the rato between the cost and the duraton must be exactly the sum of the salary of the employees. In the nstances there are fve employees wth a monthly salary of $1,, so the costduraton rato must be nearly $5,. We present the results of the three nstances n Table 5. We show the ht rate, the project cost n dollars, the average duraton n months of the feasble solutons proposed, and the average cost per month of the projects n dollars per month. From the results we observe that the problem becomes harder when the number of tasks ncreases. In fact, the genetc algorthm s not able to obtan any feasble soluton for the software project wth 3 tasks. The reason for ths behavor s the same as n the prevous benchmark: when the number of tasks ncreases t s more dffcult for the GA to get a soluton satsfyng the overwork constrant. We also observe that both the cost of the projects (thrd column) and the project duraton (fourth column) ncrease wth the number of tasks. The cost per month of the project (ffth column) s nearly $5, n the two cases as we predcted. Ths parameter cannot be greater than $5, because ths mples a volaton of the overwork constrant. When the value of ths parameter s near the optmal one ($5, n our case) ths means an effcent allocaton of employees to tasks. We conclude from the results that the allocaton ganed for the 1 tasks nstance s more effcent than that obtaned for the 2 tasks one. We can explan ths result wth the ncrease n the search space when shftng from 1 to 2 tasks Thrd benchmark: changng the employee expertse In ths secton we study how the number of sklls per employee,.e., the expertse of the employees, nfluences the results. We solve fve nstances wth the same software project and the same number of employees. The employees all have the same monthly salary and the same maxmum dedcaton. Instances dffer from each other n the employee sklls. We analyze fve dfferent values for the number of sklls of the employees: 2, 4, 6, 8, and 1. The employee sklls are randomly selected from the set of 1 project sklls. All the tasks requre fve dfferent sklls. We present the ht rate, the average duraton of the projects, and the average cost per month n Table 6. We observe that the problem s harder to solve wth a lower number of sklls per employee, that s, f the expertse of the employees s low, t s more dffcult to allocate them to the tasks wthout volatng the sklls constrant (the second one). We can also notce that the average project duraton obtaned n the dfferent Table 6 Results obtaned when the number of sklls per employee changes Sklls Ht rate Avg. duraton Avg. p cost =p dur , , , , ,426.9
14 nstances remans almost constant wth a slght ncrease for hgher values of the employee expertse. Ths means that the GA s able to allocate the employees to the tasks n a more effcent way when the level of employee expertse s lower. The reason s that the feasble regon of the search space s enlarged when the employees have more sklls, and therefore the average qualty of the solutons ncluded n the feasble regon decreases Fourth benchmark: expertse specalzaton fxed We nclude n ths group 18 dfferent problem nstances generated by the nstance generator. The nstances nclude dfferent software projects and they dffer from each other n all the prevously studed parameters. In partcular, we assgn dfferent values to the number of employees, the number of tasks, and the number of employee sklls. The number of dfferent sklls of the project s set to 1 n all the nstances. The number of employees can be 5, 1, or 15 and the number of tasks 1, 2, or 3. Two ranges of values are consdered separately for the number of sklls of the employees: from 4 to 5, and from 6 to 7. As n the prevous benchmarks, the maxmum dedcaton for all the employees s 1. (full workng day). We show n Table 7 the ht rate for all the nstances (from 1 ndependent runs). From these results we can conclude that the nstances wth a larger number of tasks are more dffcult to solve than those wth a smaller set of tasks, as we concluded n Secton 6.2. In the second row of results, we observe an nverse relatonshp between the number of employees and the dffculty of the problem. Ths contrasts wth the results of the frst benchmark (Secton 6.1). What s happenng? The man dfference between the two cases resdes n the sklls. In the frst benchmark the sklls constrant was not consdered whereas n ths case t s. When the number of employees ncreases, t s more dffcult to fulfll the overwork constrant but t s easer to fulfll the sklls constrant because the staff s hghly sklled. These two trends are n conflct wth each other, but n ths case the second one seems to be predomnant. In order to better llustrate the meanng of these results we plot the solutons obtaned n a graph showng ther cost versus ther duraton (Fgs. 1 and 11). Cost and duraton are clear tradeoff crtera n any project. Ths s the knd of graph that a manager would lke to see before takng any decson on the project. We have put a label htaskshemployees near the solutons of the same nstance. In the fgures, the solutons of the nstances can be seen as pont clusters. Ther elongated form depends on the scale of the axs (chosen to mantan the solutons of all the nstances n the same graph), however we can apprecate a slght nclnaton of the clusters showng the tradeoff mentoned between cost and duraton: when the cost of a soluton s lower, ts duraton s longer. As we expected, when the number of employees decreases for a gven number of tasks, the project lasts longer. Ths observaton s mantaned despte each pont cluster representng a dfferent nstance wth dfferent TPG. In the fgures, we can observe that a larger number of employees does not necessarly mean a more expensve project n all the cases. However, we cannot obtan any fundamental concluson on ths fact because the nstances belong to very dfferent software projects Ffth benchmark: employees expertse fxed E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) In ths fnal benchmark composed of 18 nstances we study the nfluence of the number of dfferent sklls on a project. Ths wll shed some lght on exstng large companes where an assorted set of persons of vared Table 7 Ht rate for the fourth benchmark 4 5 Sklls 6 7 Sklls Employees Employees Tasks
15 2394 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Duraton x 1 6 Cost Fg. 1. Results wth 4 5 sklls per employee. Labels show the number of tasks and employees of the nstance Duraton x 1 6 Cost Fg. 11. Results wth 6 7 sklls per employee. Labels show the number of tasks and employees of the nstance. experence are to be optmally assgned to software projects. In ths case we fx the range of the number of sklls per task and employee from 2 to 3. The number of tasks can be 1, 2, or 3 and the number of employees takes values 5, 1, and 15 as n the prevous benchmark. The number of dfferent sklls s ether 5 or 1. In Table 8 we show the results. As n the prevous subsecton we can see that an ncrement n the number of tasks means an ncrement n the dffculty of the problem. The partcpaton of more employees usually mples a decrement n the dffculty of the nstance (t s easer to manage the project). However, we can now conclude one addtonal fact: we confrm, as expected, that a larger number of demanded sklls makes the nstance more dffcult (n general) to solve.
16 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Table 8 Ht rate for the ffth benchmark 5 Sklls 1 Sklls Employees Employees Tasks From Fgs. 12 and 13 we conclude that the cost of the project ncreases wth the number of tasks, and the duraton of the project decreases wth the ncrement n the number of employees. Ths was also observed n the prevous benchmarks. However, wth more employees, the overall cost of the project s reduced n all cases, a fact that was not observed before (only smlar to 1 15 and 2 15 n Fg. 1). Prevously we argued that dfferent nstances use dfferent projects and for ths reason we cannot obtan any defntve concluson. Here, we are n the same stuaton but analyzng the partcular solutons of the nstances we observe that wth a larger number of employees all of them work on all the tasks at a low degree of dedcaton. In ths way, the tasks are performed more quckly and the global cost of the project s lower Further understandng of the dynamcs of our algorthm In order to end our presentaton of results we plot the average best ftness evoluton of some nstances n the 1 runs. Our goal s to present a trace of the search performed by the GA. In Fg. 14 on the left we can see the evoluton of the nstances wth 1 tasks and 5 sklls: the fnal average best ftness ncreases wth the number of employees. Wth a larger number of employees the algorthm can compute a more effcent schedulng reducng the duraton and/or the cost of the project, whch n turn ncreases the ftness value of the solutons. Ths trend can also be observed n Fg. 14 on the rght for the 1tasks/1sklls nstances. In Fg. 15 we plot the evoluton of the average best ftness for the nstances wth 1 tasks, 1 sklls, and 4 5 and 6 7 sklls per employee. In ths case the relatonshp between the ftness and the number of employees s Duraton x 1 6 Cost Fg. 12. Results wth fve sklls. Labels show the number of tasks and employees of the nstance.
17 2396 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) Duraton x 1 6 Cost Fg. 13. Results wth 1 sklls. Labels show the number of tasks and employees of the nstance emp emp1.1.1 Fg. 14. Average best ftness evoluton of the nstances wth 1tasks/5sklls (left) and 1tasks/1sklls (rght). The label emp dentfes the nstance wth employees. not so clear. However, we can notce that for the nstances wth 1 and 15 employees the number of sklls per employee sgnfcantly affects the best attaned ftness: wth 6 7 sklls per employee the best ftness s hgher than wth 4 5;.e., a vared and larger set of sklls can be profted from f an automatc tool such as ours s used n project management. Ths s n accordance wth the dea that more qualfed people do the work better. However, ths trend was not observed wth fve employees, meanng that even effcent people need a group of help n real world projects. The two fnal plots (Fg. 16) show the evoluton n the nstances wth fve sklls and 2 and 3 tasks. Note n the rght plot that the nstances have a quaslogarthmc evoluton wth a very low ftness. The algorthm fals to fnd a feasble soluton for these nstances and all the ndvduals are then penalzed, thus keepng ther ftness values below.1.
18 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) emp emp1 Fg. 15. Average best ftness evoluton of the nstances wth 1tasks/45sklls per employee (left) and 1tasks/67sklls per employee (rght). The label emp dentfes the nstance wth employees x emp emp Fg. 16. Average best ftness evoluton of the nstances wth 2tasks/5sklls (left) and 3tasks/5sklls (rght). The label emp dentfes the nstance wth employees. 7. Conclusons In ths work we have tackled the general Project Schedulng Problem wth genetc algorthms. Ths problem s essental for the software engneerng ndustry nowadays and automatcally fndng good solutons to t can save software companes lots of tme and money. A software manager can study dfferent scenaros wth such an automatc tool n order to take approprate decsons on the best project for her/hs company. Furthermore, n our approach, s/he can adjust the ftness weghts to better represent partcular real world projects. The Project Schedulng s a combnatoral optmzaton problem and an exhaustve search can take too much tme to get a soluton. Here, as n some other work [4], the utlty of metaheurstc technques for the problem s clearly stated. Our contrbuton to the software engneerng management s an automated tool based on genetc algorthms that can be used to assgn people to the project tasks n a near optmal way, tryng dfferent confguratons concernng the relatve mportance of the cost and duraton of the project. Although the project model s very smple t can serve as a frst step n the applcaton of evolutonary algorthms to the n slco experments n software engneerng. We have used a genetc algorthm, and have performed an n depth analyss wth an nstance generator. We have solved 48 dfferent project scenaros and performed 1 ndependent runs for each test n order to get
19 2398 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) statstcally meanngful solutons. The results show that the nstances wth more tasks are more dffcult to solve and ther solutons are more expensve. In the same way, the projects wth a larger number of employees are easer to tackle and can be led to a successful end n a shorter tme. However, the relatonshp between employees and cost s not so smple: n some cases t s drect and n other cases t s nverse. In the future we plan to add new nstances wth addtonal aspects to study the nfluence of the nstance parameters on the dffculty, such as the complexty of dealng wth a large team or the overhead of assgnng a large set of tasks to an employee. Also, we wll solve the problem wth other metaheurstc algorthms. In partcular, we can drectly apply multobjectve metaheurstc algorthms to optmze the two objectves tackled n the work (duraton and cost of the projects). In addton, we plan to apply our algorthms to real world data n order to llustrate how to use the technques n a real software project. Fnally, we wll extend the model to face real world problems from ndustry, once we know whch are the best technques to apply (the goal of ths ntal study). Acknowledgements Ths work has been partally funded by the Mnstry of Scence and Technology (MCYT) and Regonal Development European Found (FEDER) under contract TIN C41 (the OPLINK project). Francsco Chcano s supported by a grant (BOJA 68/23) from the Junta de Andalucía (Span). We also thank to Gullerme Horta Travassos for easng the access to several publcatons and to an anonymous revew for her/hs constructve comments. Appendx A. Average best ftness evoluton plots In ths appendx we nclude the evoluton of the average best ftness n the nstances of the last two benchmarks. We decded to nclude ths appendx to offer an n depth vew of our results that could be nterestng for emp x emp1 emp emp x emp1 emp emp emp1 9.5 x emp emp emp1 9.5 x emp Fg. A.1. Tasks and sklls fxed (horzontal: 5, 1, 1/4 5, 1/6 7 sklls, vertcal: 1, 2, 3 tasks).
20 E. Alba, J. Francsco Chcano / Informaton Scences 177 (27) only some readers. We group related nstances n the same graph n order to compare the traces. When dong so, the queston s how to group the nstances. To clarfy the presentaton we decded to group the nstances accordng to three dfferent crtera. The frst crteron conssts of mantanng n the same graph all the nstances whch have the same number of project sklls, sklls per employee, and the same number of tasks. As we have four possble confguratons of project sklls and three dfferent tasks we have obtaned 12 graphs n ths way, shown n Fg. A.1. In ths fgure we fnd all the graphs shown n Secton 6. Let us observe the smooth curves of the thrd row, all of them belongng to the 3 tasks nstances where the GA does not obtan any feasble soluton. Ths contrasts wth the nosy curves of the central row (2 tasks nstances) for whch the GA does ndeed enter nto the feasble regon of solutons (always after 2 steps approx.). The man concluson that we draw from these graphs s that the fnal best ftness value generally ncreases wth the number of employees. The second groupng s made by plottng together n the same graph the nstances whch have the same number of employees and the same confguraton of sklls (Fg. A.2). Agan we have 12 graphs wth three traces per graph (number of tasks). The frst observaton s that only the curves of the 1tasks nstances always get a hgher ftness value than the feasble soluton ftness value (.1). The pont at whch the curve starts rsng depends on the number of employees. Wth a larger number of employees the rsng s delayed, perhaps due to the larger sze of the chromosome. In some graphs (lke the one of the 5employees/1sklls nstance) we see a modest rsng of the 2 tasks curves. Fnally, the thrd crteron s to group the nstances whch have the same number of tasks and employees, thus obtanng the nne graphs of Fg. A.3. In the frst column (1 tasks nstances) we can see that the fnal best ftness of the 5sklls nstances s hgher than n the case of the 1sklls nstances. Ths was already dscussed n Secton 6 when we observed that projects nvolvng 1 sklls were more dffcult to solve than those requrng fve sklls. On the other hand, the pont at whch the curves start a deep ascent s delayed wth the ncrement n the number of employees (ths was also observed n Fg. A.2). The second column helps us to conclude that a larger number of employees makes the search easer task task2 task3.7.6 task task2 task task task2 task task1.4 task2.2 task task1.5 task2 task task1.1 task2 task3.4 task task2 task task1.5 task2 task task1 task2.5 task task task2 task task task2.1 task task task2 task3 Fg. A.2. Employees and sklls fxed (horzontal: 5, 1, 1/4 5, 1/6 7 sklls, vertcal: 5, 1, 15 employees).
Using Multiobjective Metaheuristics to Solve the Software Project Scheduling Problem
Usng Multobectve Metaheurstcs to Solve the Software Proect Schedulng Problem Francsco Chcano Unversty of Málaga, Span chcano@lcc.uma.es Francsco Luna Unversty of Málaga, Span flv@lcc.uma.es Enrque Alba
More informationAnts Can Schedule Software Projects
Ants Can Schedule Software Proects Broderck Crawford 1,2, Rcardo Soto 1,3, Frankln Johnson 4, and Erc Monfroy 5 1 Pontfca Unversdad Católca de Valparaíso, Chle FrstName.Name@ucv.cl 2 Unversdad Fns Terrae,
More informationThe Development of Web Log Mining Based on ImproveKMeans Clustering Analysis
The Development of Web Log Mnng Based on ImproveKMeans Clusterng Analyss TngZhong Wang * College of Informaton Technology, Luoyang Normal Unversty, Luoyang, 471022, Chna wangtngzhong2@sna.cn Abstract.
More informationOn the Optimal Control of a Cascade of HydroElectric Power Stations
On the Optmal Control of a Cascade of HydroElectrc Power Statons M.C.M. Guedes a, A.F. Rbero a, G.V. Smrnov b and S. Vlela c a Department of Mathematcs, School of Scences, Unversty of Porto, Portugal;
More informationModule 2 LOSSLESS IMAGE COMPRESSION SYSTEMS. Version 2 ECE IIT, Kharagpur
Module LOSSLESS IMAGE COMPRESSION SYSTEMS Lesson 3 Lossless Compresson: Huffman Codng Instructonal Objectves At the end of ths lesson, the students should be able to:. Defne and measure source entropy..
More information1 Approximation Algorithms
CME 305: Dscrete Mathematcs and Algorthms 1 Approxmaton Algorthms In lght of the apparent ntractablty of the problems we beleve not to le n P, t makes sense to pursue deas other than complete solutons
More informationDEFINING %COMPLETE IN MICROSOFT PROJECT
CelersSystems DEFINING %COMPLETE IN MICROSOFT PROJECT PREPARED BY James E Aksel, PMP, PMISP, MVP For Addtonal Informaton about Earned Value Management Systems and reportng, please contact: CelersSystems,
More informationInstitute of Informatics, Faculty of Business and Management, Brno University of Technology,Czech Republic
Lagrange Multplers as Quanttatve Indcators n Economcs Ivan Mezník Insttute of Informatcs, Faculty of Busness and Management, Brno Unversty of TechnologCzech Republc Abstract The quanttatve role of Lagrange
More informationProject Networks With MixedTime Constraints
Project Networs Wth MxedTme Constrants L Caccetta and B Wattananon Western Australan Centre of Excellence n Industral Optmsaton (WACEIO) Curtn Unversty of Technology GPO Box U1987 Perth Western Australa
More informationbenefit is 2, paid if the policyholder dies within the year, and probability of death within the year is ).
REVIEW OF RISK MANAGEMENT CONCEPTS LOSS DISTRIBUTIONS AND INSURANCE Loss and nsurance: When someone s subject to the rsk of ncurrng a fnancal loss, the loss s generally modeled usng a random varable or
More informationCalculation of Sampling Weights
Perre Foy Statstcs Canada 4 Calculaton of Samplng Weghts 4.1 OVERVIEW The basc sample desgn used n TIMSS Populatons 1 and 2 was a twostage stratfed cluster desgn. 1 The frst stage conssted of a sample
More informationThe Greedy Method. Introduction. 0/1 Knapsack Problem
The Greedy Method Introducton We have completed data structures. We now are gong to look at algorthm desgn methods. Often we are lookng at optmzaton problems whose performance s exponental. For an optmzaton
More informationWhat is Candidate Sampling
What s Canddate Samplng Say we have a multclass or mult label problem where each tranng example ( x, T ) conssts of a context x a small (mult)set of target classes T out of a large unverse L of possble
More informationSupport Vector Machines
Support Vector Machnes Max Wellng Department of Computer Scence Unversty of Toronto 10 Kng s College Road Toronto, M5S 3G5 Canada wellng@cs.toronto.edu Abstract Ths s a note to explan support vector machnes.
More informationAn Alternative Way to Measure Private Equity Performance
An Alternatve Way to Measure Prvate Equty Performance Peter Todd Parlux Investment Technology LLC Summary Internal Rate of Return (IRR) s probably the most common way to measure the performance of prvate
More informationAn InterestOriented Network Evolution Mechanism for Online Communities
An InterestOrented Network Evoluton Mechansm for Onlne Communtes Cahong Sun and Xaopng Yang School of Informaton, Renmn Unversty of Chna, Bejng 100872, P.R. Chna {chsun,yang}@ruc.edu.cn Abstract. Onlne
More informationFeature selection for intrusion detection. Slobodan Petrović NISlab, Gjøvik University College
Feature selecton for ntruson detecton Slobodan Petrovć NISlab, Gjøvk Unversty College Contents The feature selecton problem Intruson detecton Traffc features relevant for IDS The CFS measure The mrmr measure
More informationThe OC Curve of Attribute Acceptance Plans
The OC Curve of Attrbute Acceptance Plans The Operatng Characterstc (OC) curve descrbes the probablty of acceptng a lot as a functon of the lot s qualty. Fgure 1 shows a typcal OC Curve. 10 8 6 4 1 3 4
More informationA hybrid global optimization algorithm based on parallel chaos optimization and outlook algorithm
Avalable onlne www.ocpr.com Journal of Chemcal and Pharmaceutcal Research, 2014, 6(7):18841889 Research Artcle ISSN : 09757384 CODEN(USA) : JCPRC5 A hybrd global optmzaton algorthm based on parallel
More informationA Novel Methodology of Working Capital Management for Large. Public Constructions by Using Fuzzy Scurve Regression
Novel Methodology of Workng Captal Management for Large Publc Constructons by Usng Fuzzy Scurve Regresson ChengWu Chen, Morrs H. L. Wang and TngYa Hseh Department of Cvl Engneerng, Natonal Central Unversty,
More informationSCHEDULING OF CONSTRUCTION PROJECTS BY MEANS OF EVOLUTIONARY ALGORITHMS
SCHEDULING OF CONSTRUCTION PROJECTS BY MEANS OF EVOLUTIONARY ALGORITHMS Magdalena Rogalska 1, Wocech Bożeko 2,Zdzsław Heduck 3, 1 Lubln Unversty of Technology, 2 Lubln, Nadbystrzycka 4., Poland. Emal:rogalska@akropols.pol.lubln.pl
More informationA GENETIC ALGORITHMBASED METHOD FOR CREATING IMPARTIAL WORK SCHEDULES FOR NURSES
82 Internatonal Journal of Electronc Busness Management, Vol. 0, No. 3, pp. 8293 (202) A GENETIC ALGORITHMBASED METHOD FOR CREATING IMPARTIAL WORK SCHEDULES FOR NURSES FengCheng Yang * and WeTng Wu
More informationANALYZING THE RELATIONSHIPS BETWEEN QUALITY, TIME, AND COST IN PROJECT MANAGEMENT DECISION MAKING
ANALYZING THE RELATIONSHIPS BETWEEN QUALITY, TIME, AND COST IN PROJECT MANAGEMENT DECISION MAKING Matthew J. Lberatore, Department of Management and Operatons, Vllanova Unversty, Vllanova, PA 19085, 6105194390,
More informationRecurrence. 1 Definitions and main statements
Recurrence 1 Defntons and man statements Let X n, n = 0, 1, 2,... be a MC wth the state space S = (1, 2,...), transton probabltes p j = P {X n+1 = j X n = }, and the transton matrx P = (p j ),j S def.
More informationGrid Resource Selection Optimization with Guarantee Quality of Service by GAPSO
Australan Journal of Basc and Appled Scences, 5(11): 21392145, 2011 ISSN 19918178 Grd Resource Selecton Optmzaton wth Guarantee Qualty of Servce by GAPSO 1 Hossen Shrgah and 2 Nameh Danesh 1 Islamc Azad
More informationSciences Shenyang, Shenyang, China.
Advanced Materals Research Vols. 314316 (2011) pp 13151320 (2011) Trans Tech Publcatons, Swtzerland do:10.4028/www.scentfc.net/amr.314316.1315 Solvng the TwoObectve Shop Schedulng Problem n MTO Manufacturng
More informationA New Task Scheduling Algorithm Based on Improved Genetic Algorithm
A New Task Schedulng Algorthm Based on Improved Genetc Algorthm n Cloud Computng Envronment Congcong Xong, Long Feng, Lxan Chen A New Task Schedulng Algorthm Based on Improved Genetc Algorthm n Cloud Computng
More informationTraffic State Estimation in the Traffic Management Center of Berlin
Traffc State Estmaton n the Traffc Management Center of Berln Authors: Peter Vortsch, PTV AG, Stumpfstrasse, D763 Karlsruhe, Germany phone ++49/72/965/35, emal peter.vortsch@ptv.de Peter Möhl, PTV AG,
More informationForecasting the Demand of Emergency Supplies: Based on the CBR Theory and BP Neural Network
700 Proceedngs of the 8th Internatonal Conference on Innovaton & Management Forecastng the Demand of Emergency Supples: Based on the CBR Theory and BP Neural Network Fu Deqang, Lu Yun, L Changbng School
More informationData Broadcast on a MultiSystem Heterogeneous Overlayed Wireless Network *
JOURNAL OF INFORMATION SCIENCE AND ENGINEERING 24, 819840 (2008) Data Broadcast on a MultSystem Heterogeneous Overlayed Wreless Network * Department of Computer Scence Natonal Chao Tung Unversty Hsnchu,
More informationExamensarbete. Rotating Workforce Scheduling. Caroline Granfeldt
Examensarbete Rotatng Workforce Schedulng Carolne Granfeldt LTH  MAT  EX   2015 / 08   SE Rotatng Workforce Schedulng Optmerngslära, Lnköpngs Unverstet Carolne Granfeldt LTH  MAT  EX   2015
More informationAn MILP model for planning of batch plants operating in a campaignmode
An MILP model for plannng of batch plants operatng n a campagnmode Yanna Fumero Insttuto de Desarrollo y Dseño CONICET UTN yfumero@santafeconcet.gov.ar Gabrela Corsano Insttuto de Desarrollo y Dseño
More informationPSYCHOLOGICAL RESEARCH (PYC 304C) Lecture 12
14 The Chsquared dstrbuton PSYCHOLOGICAL RESEARCH (PYC 304C) Lecture 1 If a normal varable X, havng mean µ and varance σ, s standardsed, the new varable Z has a mean 0 and varance 1. When ths standardsed
More informationBusiness Process Improvement using Multiobjective Optimisation K. Vergidis 1, A. Tiwari 1 and B. Majeed 2
Busness Process Improvement usng Multobjectve Optmsaton K. Vergds 1, A. Twar 1 and B. Majeed 2 1 Manufacturng Department, School of Industral and Manufacturng Scence, Cranfeld Unversty, Cranfeld, MK43
More informationActivity Scheduling for CostTime Investment Optimization in Project Management
PROJECT MANAGEMENT 4 th Internatonal Conference on Industral Engneerng and Industral Management XIV Congreso de Ingenería de Organzacón Donosta San Sebastán, September 8 th 10 th 010 Actvty Schedulng
More information行 政 院 國 家 科 學 委 員 會 補 助 專 題 研 究 計 畫 成 果 報 告 期 中 進 度 報 告
行 政 院 國 家 科 學 委 員 會 補 助 專 題 研 究 計 畫 成 果 報 告 期 中 進 度 報 告 畫 類 別 : 個 別 型 計 畫 半 導 體 產 業 大 型 廠 房 之 設 施 規 劃 計 畫 編 號 :NSC 962628E009026MY3 執 行 期 間 : 2007 年 8 月 1 日 至 2010 年 7 月 31 日 計 畫 主 持 人 : 巫 木 誠 共 同
More informationEnabling P2P Oneview Multiparty Video Conferencing
Enablng P2P Onevew Multparty Vdeo Conferencng Yongxang Zhao, Yong Lu, Changja Chen, and JanYn Zhang Abstract MultParty Vdeo Conferencng (MPVC) facltates realtme group nteracton between users. Whle P2P
More informationPeriod and Deadline Selection for Schedulability in RealTime Systems
Perod and Deadlne Selecton for Schedulablty n RealTme Systems Thdapat Chantem, Xaofeng Wang, M.D. Lemmon, and X. Sharon Hu Department of Computer Scence and Engneerng, Department of Electrcal Engneerng
More informationA DYNAMIC CRASHING METHOD FOR PROJECT MANAGEMENT USING SIMULATIONBASED OPTIMIZATION. Michael E. Kuhl Radhamés A. TolentinoPeña
Proceedngs of the 2008 Wnter Smulaton Conference S. J. Mason, R. R. Hll, L. Mönch, O. Rose, T. Jefferson, J. W. Fowler eds. A DYNAMIC CRASHING METHOD FOR PROJECT MANAGEMENT USING SIMULATIONBASED OPTIMIZATION
More informationCommunication Networks II Contents
8 / 1  Communcaton Networs II (Görg)  www.comnets.unbremen.de Communcaton Networs II Contents 1 Fundamentals of probablty theory 2 Traffc n communcaton networs 3 Stochastc & Marovan Processes (SP
More informationDynamic Scheduling of Emergency Department Resources
Dynamc Schedulng of Emergency Department Resources Junchao Xao Laboratory for Internet Software Technologes, Insttute of Software, Chnese Academy of Scences P.O.Box 8718, No. 4 South Fourth Street, Zhong
More informationTo manage leave, meeting institutional requirements and treating individual staff members fairly and consistently.
Corporate Polces & Procedures Human Resources  Document CPP216 Leave Management Frst Produced: Current Verson: Past Revsons: Revew Cycle: Apples From: 09/09/09 26/10/12 09/09/09 3 years Immedately Authorsaton:
More information1.1 The University may award Higher Doctorate degrees as specified from timetotime in UPR AS11 1.
HIGHER DOCTORATE DEGREES SUMMARY OF PRINCIPAL CHANGES General changes None Secton 3.2 Refer to text (Amendments to verson 03.0, UPR AS02 are shown n talcs.) 1 INTRODUCTION 1.1 The Unversty may award Hgher
More informationCan Auto Liability Insurance Purchases Signal Risk Attitude?
Internatonal Journal of Busness and Economcs, 2011, Vol. 10, No. 2, 159164 Can Auto Lablty Insurance Purchases Sgnal Rsk Atttude? ChuShu L Department of Internatonal Busness, Asa Unversty, Tawan ShengChang
More information"Research Note" APPLICATION OF CHARGE SIMULATION METHOD TO ELECTRIC FIELD CALCULATION IN THE POWER CABLES *
Iranan Journal of Scence & Technology, Transacton B, Engneerng, ol. 30, No. B6, 789794 rnted n The Islamc Republc of Iran, 006 Shraz Unversty "Research Note" ALICATION OF CHARGE SIMULATION METHOD TO ELECTRIC
More informationJ. Parallel Distrib. Comput.
J. Parallel Dstrb. Comput. 71 (2011) 62 76 Contents lsts avalable at ScenceDrect J. Parallel Dstrb. Comput. journal homepage: www.elsever.com/locate/jpdc Optmzng server placement n dstrbuted systems n
More information2008/8. An integrated model for warehouse and inventory planning. Géraldine Strack and Yves Pochet
2008/8 An ntegrated model for warehouse and nventory plannng Géraldne Strack and Yves Pochet CORE Voe du Roman Pays 34 B1348 LouvanlaNeuve, Belgum. Tel (32 10) 47 43 04 Fax (32 10) 47 43 01 Emal: corestatlbrary@uclouvan.be
More informationCHOLESTEROL REFERENCE METHOD LABORATORY NETWORK. Sample Stability Protocol
CHOLESTEROL REFERENCE METHOD LABORATORY NETWORK Sample Stablty Protocol Background The Cholesterol Reference Method Laboratory Network (CRMLN) developed certfcaton protocols for total cholesterol, HDL
More informationSoftware Project Management with GAs
Software Project Management with GAs Enrique Alba, J. Francisco Chicano University of Málaga, Grupo GISUM, Departamento de Lenguajes y Ciencias de la Computación, E.T.S Ingeniería Informática, Campus de
More informationMooring Pattern Optimization using Genetic Algorithms
6th World Congresses of Structural and Multdscplnary Optmzaton Ro de Janero, 30 May  03 June 005, Brazl Moorng Pattern Optmzaton usng Genetc Algorthms Alonso J. Juvnao Carbono, Ivan F. M. Menezes Luz
More informationHow Sets of Coherent Probabilities May Serve as Models for Degrees of Incoherence
1 st Internatonal Symposum on Imprecse Probabltes and Ther Applcatons, Ghent, Belgum, 29 June 2 July 1999 How Sets of Coherent Probabltes May Serve as Models for Degrees of Incoherence Mar J. Schervsh
More informationResearch Article Enhanced TwoStep Method via Relaxed Order of αsatisfactory Degrees for Fuzzy Multiobjective Optimization
Hndaw Publshng Corporaton Mathematcal Problems n Engneerng Artcle ID 867836 pages http://dxdoorg/055/204/867836 Research Artcle Enhanced TwoStep Method va Relaxed Order of αsatsfactory Degrees for Fuzzy
More informationJoint Scheduling of Processing and Shuffle Phases in MapReduce Systems
Jont Schedulng of Processng and Shuffle Phases n MapReduce Systems Fangfe Chen, Mural Kodalam, T. V. Lakshman Department of Computer Scence and Engneerng, The Penn State Unversty Bell Laboratores, AlcatelLucent
More information7.5. Present Value of an Annuity. Investigate
7.5 Present Value of an Annuty Owen and Anna are approachng retrement and are puttng ther fnances n order. They have worked hard and nvested ther earnngs so that they now have a large amount of money on
More information8.5 UNITARY AND HERMITIAN MATRICES. The conjugate transpose of a complex matrix A, denoted by A*, is given by
6 CHAPTER 8 COMPLEX VECTOR SPACES 5. Fnd the kernel of the lnear transformaton gven n Exercse 5. In Exercses 55 and 56, fnd the mage of v, for the ndcated composton, where and are gven by the followng
More informationEstimating the Development Effort of Web Projects in Chile
Estmatng the Development Effort of Web Projects n Chle Sergo F. Ochoa Computer Scences Department Unversty of Chle (56 2) 6784364 sochoa@dcc.uchle.cl M. Cecla Bastarrca Computer Scences Department Unversty
More informationA Dynamic Load Balancing for Massive Multiplayer Online Game Server
A Dynamc Load Balancng for Massve Multplayer Onlne Game Server Jungyoul Lm, Jaeyong Chung, Jnryong Km and Kwanghyun Shm Dgtal Content Research Dvson Electroncs and Telecommuncatons Research Insttute Daejeon,
More informationRobust Design of Public Storage Warehouses. Yeming (Yale) Gong EMLYON Business School
Robust Desgn of Publc Storage Warehouses Yemng (Yale) Gong EMLYON Busness School Rene de Koster Rotterdam school of management, Erasmus Unversty Abstract We apply robust optmzaton and revenue management
More informationLecture 2: Single Layer Perceptrons Kevin Swingler
Lecture 2: Sngle Layer Perceptrons Kevn Sngler kms@cs.str.ac.uk Recap: McCullochPtts Neuron Ths vastly smplfed model of real neurons s also knon as a Threshold Logc Unt: W 2 A Y 3 n W n. A set of synapses
More informationPOLYSA: A Polynomial Algorithm for Nonbinary Constraint Satisfaction Problems with and
POLYSA: A Polynomal Algorthm for Nonbnary Constrant Satsfacton Problems wth and Mguel A. Saldo, Federco Barber Dpto. Sstemas Informátcos y Computacón Unversdad Poltécnca de Valenca, Camno de Vera s/n
More informationFault tolerance in cloud technologies presented as a service
Internatonal Scentfc Conference Computer Scence 2015 Pavel Dzhunev, PhD student Fault tolerance n cloud technologes presented as a servce INTRODUCTION Improvements n technques for vrtualzaton and performance
More information) of the Cell class is created containing information about events associated with the cell. Events are added to the Cell instance
Calbraton Method Instances of the Cell class (one nstance for each FMS cell) contan ADC raw data and methods assocated wth each partcular FMS cell. The calbraton method ncludes event selecton (Class Cell
More informationSelfish Constraint Satisfaction Genetic Algorithm for Planning a Longdistance Transportation Network
JOURNAL OF COMPUTERS, VOL. 3, NO. 8, AUGUST 2008 77 Selfsh Constrant Satsfacton Genetc Algorthm for Plannng a Longdstance Transportaton Network Takash Onoyama and Takuya Maekawa Htach Software Engneerng
More informationFragility Based Rehabilitation Decision Analysis
.171. Fraglty Based Rehabltaton Decson Analyss Cagdas Kafal Graduate Student, School of Cvl and Envronmental Engneerng, Cornell Unversty Research Supervsor: rcea Grgoru, Professor Summary A method s presented
More informationMining Feature Importance: Applying Evolutionary Algorithms within a Webbased Educational System
Mnng Feature Importance: Applyng Evolutonary Algorthms wthn a Webbased Educatonal System Behrouz MINAEIBIDGOLI 1, and Gerd KORTEMEYER 2, and Wllam F. PUNCH 1 1 Genetc Algorthms Research and Applcatons
More informationSIMULATION OPTIMIZATION: APPLICATIONS IN RISK MANAGEMENT
Internatonal Journal of Informaton Technology & Decson Makng Vol. 7, No. 4 (2008) 571 587 c World Scentfc Publshng Company SIMULATION OPTIMIZATION: APPLICATIONS IN RISK MANAGEMENT MARCO BETTER and FRED
More informationIMPACT ANALYSIS OF A CELLULAR PHONE
4 th ASA & μeta Internatonal Conference IMPACT AALYSIS OF A CELLULAR PHOE We Lu, 2 Hongy L Bejng FEAonlne Engneerng Co.,Ltd. Bejng, Chna ABSTRACT Drop test smulaton plays an mportant role n nvestgatng
More informationCS 2750 Machine Learning. Lecture 3. Density estimation. CS 2750 Machine Learning. Announcements
Lecture 3 Densty estmaton Mlos Hauskrecht mlos@cs.ptt.edu 5329 Sennott Square Next lecture: Matlab tutoral Announcements Rules for attendng the class: Regstered for credt Regstered for audt (only f there
More informationOutsourcing inventory management decisions in healthcare: Models and application
European Journal of Operatonal Research 154 (24) 271 29 O.R. Applcatons Outsourcng nventory management decsons n healthcare: Models and applcaton www.elsever.com/locate/dsw Lawrence Ncholson a, Asoo J.
More informationStudy on CET4 Marks in China s Graded English Teaching
Study on CET4 Marks n Chna s Graded Englsh Teachng CHE We College of Foregn Studes, Shandong Insttute of Busness and Technology, P.R.Chna, 264005 Abstract: Ths paper deploys Logt model, and decomposes
More informationResearch Article A Time Scheduling Model of Logistics Service Supply Chain with Mass Customized Logistics Service
Hndaw Publshng Corporaton Dscrete Dynamcs n Nature and Socety Volume 01, Artcle ID 48978, 18 pages do:10.1155/01/48978 Research Artcle A Tme Schedulng Model of Logstcs Servce Supply Chan wth Mass Customzed
More informationPowerofTwo Policies for Single Warehouse MultiRetailer Inventory Systems with Order Frequency Discounts
Powerofwo Polces for Sngle Warehouse MultRetaler Inventory Systems wth Order Frequency Dscounts José A. Ventura Pennsylvana State Unversty (USA) Yale. Herer echnon Israel Insttute of echnology (Israel)
More informationSection 5.4 Annuities, Present Value, and Amortization
Secton 5.4 Annutes, Present Value, and Amortzaton Present Value In Secton 5.2, we saw that the present value of A dollars at nterest rate per perod for n perods s the amount that must be deposted today
More informationMethodology to Determine Relationships between Performance Factors in Hadoop Cloud Computing Applications
Methodology to Determne Relatonshps between Performance Factors n Hadoop Cloud Computng Applcatons Lus Eduardo Bautsta Vllalpando 1,2, Alan Aprl 1 and Alan Abran 1 1 Department of Software Engneerng and
More informationLogical Development Of Vogel s Approximation Method (LDVAM): An Approach To Find Basic Feasible Solution Of Transportation Problem
INTERNATIONAL JOURNAL OF SCIENTIFIC & TECHNOLOGY RESEARCH VOLUME, ISSUE, FEBRUARY ISSN 77866 Logcal Development Of Vogel s Approxmaton Method (LD An Approach To Fnd Basc Feasble Soluton Of Transportaton
More informationUsing Series to Analyze Financial Situations: Present Value
2.8 Usng Seres to Analyze Fnancal Stuatons: Present Value In the prevous secton, you learned how to calculate the amount, or future value, of an ordnary smple annuty. The amount s the sum of the accumulated
More informationAN APPOINTMENT ORDER OUTPATIENT SCHEDULING SYSTEM THAT IMPROVES OUTPATIENT EXPERIENCE
AN APPOINTMENT ORDER OUTPATIENT SCHEDULING SYSTEM THAT IMPROVES OUTPATIENT EXPERIENCE YuL Huang Industral Engneerng Department New Mexco State Unversty Las Cruces, New Mexco 88003, U.S.A. Abstract Patent
More informationEffective Network Defense Strategies against Malicious Attacks with Various Defense Mechanisms under Quality of Service Constraints
Effectve Network Defense Strateges aganst Malcous Attacks wth Varous Defense Mechansms under Qualty of Servce Constrants Frank YeongSung Ln Department of Informaton Natonal Tawan Unversty Tape, Tawan,
More informationBUSINESS PROCESS PERFORMANCE MANAGEMENT USING BAYESIAN BELIEF NETWORK. 0688, dskim@ssu.ac.kr
Proceedngs of the 41st Internatonal Conference on Computers & Industral Engneerng BUSINESS PROCESS PERFORMANCE MANAGEMENT USING BAYESIAN BELIEF NETWORK Yeongbn Mn 1, Yongwoo Shn 2, Km Jeehong 1, Dongsoo
More informationSingle and multiple stage classifiers implementing logistic discrimination
Sngle and multple stage classfers mplementng logstc dscrmnaton Hélo Radke Bttencourt 1 Dens Alter de Olvera Moraes 2 Vctor Haertel 2 1 Pontfíca Unversdade Católca do Ro Grande do Sul  PUCRS Av. Ipranga,
More informationImproved Mining of Software Complexity Data on Evolutionary Filtered Training Sets
Improved Mnng of Software Complexty Data on Evolutonary Fltered Tranng Sets VILI PODGORELEC Insttute of Informatcs, FERI Unversty of Marbor Smetanova ulca 17, SI2000 Marbor SLOVENIA vl.podgorelec@unmb.s
More information1. Fundamentals of probability theory 2. Emergence of communication traffic 3. Stochastic & Markovian Processes (SP & MP)
6.3 /  Communcaton Networks II (Görg) SS20  www.comnets.unbremen.de Communcaton Networks II Contents. Fundamentals of probablty theory 2. Emergence of communcaton traffc 3. Stochastc & Markovan Processes
More information8 Algorithm for Binary Searching in Trees
8 Algorthm for Bnary Searchng n Trees In ths secton we present our algorthm for bnary searchng n trees. A crucal observaton employed by the algorthm s that ths problem can be effcently solved when the
More informationPreventive Maintenance and Replacement Scheduling: Models and Algorithms
Preventve Mantenance and Replacement Schedulng: Models and Algorthms By Kamran S. Moghaddam B.S. Unversty of Tehran 200 M.S. Tehran Polytechnc 2003 A Dssertaton Proposal Submtted to the Faculty of the
More informationThe Analysis of Outliers in Statistical Data
THALES Project No. xxxx The Analyss of Outlers n Statstcal Data Research Team Chrysses Caron, Assocate Professor (P.I.) Vaslk Karot, Doctoral canddate Polychrons Economou, Chrstna Perrakou, Postgraduate
More informationBERNSTEIN POLYNOMIALS
OnLne Geometrc Modelng Notes BERNSTEIN POLYNOMIALS Kenneth I. Joy Vsualzaton and Graphcs Research Group Department of Computer Scence Unversty of Calforna, Davs Overvew Polynomals are ncredbly useful
More informationA GENERAL APPROACH FOR SECURITY MONITORING AND PREVENTIVE CONTROL OF NETWORKS WITH LARGE WIND POWER PRODUCTION
A GENERAL APPROACH FOR SECURITY MONITORING AND PREVENTIVE CONTROL OF NETWORKS WITH LARGE WIND POWER PRODUCTION Helena Vasconcelos INESC Porto hvasconcelos@nescportopt J N Fdalgo INESC Porto and FEUP jfdalgo@nescportopt
More informationA DATA MINING APPLICATION IN A STUDENT DATABASE
JOURNAL OF AERONAUTICS AND SPACE TECHNOLOGIES JULY 005 VOLUME NUMBER (5357) A DATA MINING APPLICATION IN A STUDENT DATABASE Şenol Zafer ERDOĞAN Maltepe Ünversty Faculty of Engneerng BüyükbakkalköyIstanbul
More informationMultiplePeriod Attribution: Residuals and Compounding
MultplePerod Attrbuton: Resduals and Compoundng Our revewer gave these authors full marks for dealng wth an ssue that performance measurers and vendors often regard as propretary nformaton. In 1994, Dens
More informationA Performance Analysis of View Maintenance Techniques for Data Warehouses
A Performance Analyss of Vew Mantenance Technques for Data Warehouses Xng Wang Dell Computer Corporaton Round Roc, Texas Le Gruenwald The nversty of Olahoma School of Computer Scence orman, OK 739 Guangtao
More informationAnswer: A). There is a flatter IS curve in the high MPC economy. Original LM LM after increase in M. IS curve for low MPC economy
4.02 Quz Solutons Fall 2004 MultpleChoce Questons (30/00 ponts) Please, crcle the correct answer for each of the followng 0 multplechoce questons. For each queston, only one of the answers s correct.
More informationTesting and Debugging Resource Allocation for Fault Detection and Removal Process
Internatonal Journal of New Computer Archtectures and ther Applcatons (IJNCAA) 4(4): 9300 The Socety of Dgtal Informaton and Wreless Communcatons, 04 (ISSN: 09085) Testng and Debuggng Resource Allocaton
More informationMETHODOLOGY TO DETERMINE RELATIONSHIPS BETWEEN PERFORMANCE FACTORS IN HADOOP CLOUD COMPUTING APPLICATIONS
METHODOLOGY TO DETERMINE RELATIONSHIPS BETWEEN PERFORMANCE FACTORS IN HADOOP CLOUD COMPUTING APPLICATIONS Lus Eduardo Bautsta Vllalpando 1,2, Alan Aprl 1 and Alan Abran 1 1 Department of Software Engneerng
More informationDescriptive Models. Cluster Analysis. Example. General Applications of Clustering. Examples of Clustering Applications
CMSC828G Prncples of Data Mnng Lecture #9 Today s Readng: HMS, chapter 9 Today s Lecture: Descrptve Modelng Clusterng Algorthms Descrptve Models model presents the man features of the data, a global summary
More informationCredit Limit Optimization (CLO) for Credit Cards
Credt Lmt Optmzaton (CLO) for Credt Cards Vay S. Desa CSCC IX, Ednburgh September 8, 2005 Copyrght 2003, SAS Insttute Inc. All rghts reserved. SAS Propretary Agenda Background Tradtonal approaches to credt
More informationImplementation of Deutsch's Algorithm Using Mathcad
Implementaton of Deutsch's Algorthm Usng Mathcad Frank Roux The followng s a Mathcad mplementaton of Davd Deutsch's quantum computer prototype as presented on pages  n "Machnes, Logc and Quantum Physcs"
More informationForecasting the Direction and Strength of Stock Market Movement
Forecastng the Drecton and Strength of Stock Market Movement Jngwe Chen Mng Chen Nan Ye cjngwe@stanford.edu mchen5@stanford.edu nanye@stanford.edu Abstract  Stock market s one of the most complcated systems
More informationScatter search approach for solving a home care nurses routing and scheduling problem
Scatter search approach for solvng a home care nurses routng and schedulng problem Bouazza Elbenan 1, Jacques A. Ferland 2 and Vvane Gascon 3* 1 Département de mathématque et nformatque, Faculté des scences,
More informationPerformance Analysis of Energy Consumption of Smartphone Running Mobile Hotspot Application
Internatonal Journal of mart Grd and lean Energy Performance Analyss of Energy onsumpton of martphone Runnng Moble Hotspot Applcaton Yun on hung a chool of Electronc Engneerng, oongsl Unversty, 511 angdodong,
More informationSimulation and optimization of supply chains: alternative or complementary approaches?
Smulaton and optmzaton of supply chans: alternatve or complementary approaches? Chrstan Almeder Margaretha Preusser Rchard F. Hartl Orgnally publshed n: OR Spectrum (2009) 31:95 119 DOI 10.1007/s002910070118z
More information